- About this Journal ·
- Abstracting and Indexing ·
- Advance Access ·
- Aims and Scope ·
- Annual Issues ·
- Article Processing Charges ·
- Articles in Press ·
- Author Guidelines ·
- Bibliographic Information ·
- Citations to this Journal ·
- Contact Information ·
- Editorial Board ·
- Editorial Workflow ·
- Free eTOC Alerts ·
- Publication Ethics ·
- Reviewers Acknowledgment ·
- Submit a Manuscript ·
- Subscription Information ·
- Table of Contents

The Scientific World Journal

Volume 2013 (2013), Article ID 360705, 10 pages

http://dx.doi.org/10.1155/2013/360705

## Study on the Application of the Kent Index Method on the Risk Assessment of Disastrous Accidents in Subway Engineering

^{1}College of Defense Engineering, PLA University of Science and Technology, Nanjing 210007, China^{2}Nanjing KunTuo Civil Engineering Technology Co., Ltd., Nanjing 210007, China

Received 12 January 2013; Accepted 20 February 2013

Academic Editors: R. Degenhardt and X. F. XU

Copyright © 2013 Hao Lu et al. This is an open access article distributed under the Creative Commons Attribution License, which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited.

#### Abstract

With the development of subway engineering, according to uncertain factors and serious accidents involved in the construction of subways, implementing risk assessment is necessary and may bring a number of benefits for construction safety. The Kent index method extensively used in pipeline construction is improved to make risk assessment much more practical for the risk assessment of disastrous accidents in subway engineering. In the improved method, the indexes are divided into four categories, namely, basic, design, construction, and consequence indexes. In this study, a risk assessment model containing four kinds of indexes is provided. Three kinds of risk occurrence modes are listed. The probability index model which considers the relativity of the indexes is established according to the risk occurrence modes. The model provides the risk assessment process through the fault tree method and has been applied in the risk assessment of Nanjing subway’s river-crossing tunnel construction. Based on the assessment results, the builders were informed of what risks should be noticed and what they should do to avoid the risks. The need for further research is discussed. Overall, this method may provide a tool for the builders, and improve the safety of the construction.

#### 1. Introduction

Creating a perfect design in subway engineering is difficult because of complex geological environment and difficulties in completely obtaining basic information. The influence of current large-scale subway construction, the limited construction period, and poor management caused by the lack of skilled personnel contribute to the increase in the occurrence of accidents in subway construction. Thus, the issue of safety has become very serious [1, 2]. Accidents indicate that subway construction affects the ambient environment (ground buildings, transportation, underground structures, underground pipes, etc.), endangers people’s lives, compromises property security, and causes serious economic losses [2]. Several typical subway construction accidents are shown in Table 1.

Plenty of new urgent tasks are being proposed because of the serious safety issue in subway engineering. One of these tasks is to study the safety risk management method. In recent years, the utilization of risk assessment in subway engineering has significantly increased and has provided particular economic benefits and research results [3–5].

The book “Code for Risk Management of Underground Works in Urban Rail Transit” [6] published in 2011 provides a reference for the application of risk management in subway engineering and considers the classification standard of probability and consequence. However, in the application process, the risk factors that influence scope, occurrence mechanism, and potential damage mechanism in subway construction are very complex. Risk management involves many disciplines such as natural science, social science, engineering technology, system science, and management science. Thus, determining if a probability distribution hypothesis is appropriate becomes difficult when tunnel and underground engineering risks are studied with the probability method [7, 8]. Thus, obtaining the “real” probability value of an accident is difficult [9].

Kent used the index method to study pipeline accidents. He believes that pipeline accidents cannot be accurately predicted, and risk assessment does not provide an accurate calculation based on the probability theory. Insufficient sample size or calculation quantity is usually regarded as the reason for the inaccurate calculation, but in truth, the main reason is that too many assumptions are made in the computation or collection of samples, which leads to the inaccuracy of the assessment result. Kent’s method does not consider the “real” probability; the indexes in Kent’s method contain the probability and are not tied to the “real” probability, which is very persuasive [9].

By adopting advanced techniques from the Kent index method and considering the limitation of the application of Kent’s method in subway engineering, a model that can be applied to risk assessment of disastrous accidents in subway engineering is developed in this paper. This paper also provides a reference for quantitative evaluation of disastrous risks involved in subway engineering and other similar fields.

#### 2. Improvement of the Kent Index Method

Kent’s method does not intentionally evade the subjective factors in risk assessment. In fact, his method adopted several feasible measures to reduce the negative influence of these factors, thereby providing a good reference for risk assessment in subway engineering. Several researchers have questioned the expert scoring method because of its alleged subjectivity. In truth, opinion, experience, intuition, and other unquantifiable resources are used if knowledge on the matter is limited. Thus, risk assessment becomes at least partially subjective [9]. Moreover, subjectivity is found in any and all risk assessment methodologies. However, experts also have limitations. The assessment results obtained through the expert scoring method could be inconsistent because of the discrepancy between individual and diffused thought. In the same way that experts need the guidance of a risk manager to normalize their thoughts, several research methods (including theoretical research, value simulated, test demonstration, etc.) should be used to minimize subjective influences.

Kent’s method has many advantages. Thus, it is extensively applied in pipeline risk assessment. Unfortunately, its disadvantages restrict its application in other fields.

One of the disadvantages of Kent’s method is that no specific method or train of thought is used to determine weight, which is very important in risk assessment. Weight is mainly obtained through the experience of an expert, and no perfect solution exists to solve this problem. In the opinion of the author, determining the weight value is an iterative process whose result can be perfected through repeated application.

Another disadvantage is the assumption regarding the independence of the indexes. In risk analysis, the indexes are assumed to be independent. This assumption could have different effects on the analysis of different objects. Thus, the method is not suitable for all cases.

Pipeline risk is a relatively simple problem, only one accident, the bursting of the pipeline. In underground engineering, for example, the common risk factors include collapse, water gushing, surface subsidence, and so on, and a significant correlation exists among these factors. Thus, ensuring construction safety by merely applying Kent’s method is difficult. The method must be modified before being applied in underground engineering safety risk assessment.

Several suggestions have been proposed for the application of Kent’s method in underground engineering risk assessment.(a)Practical engineering should be the basis of research; the basic concept of risk must be utilized to make risk assessment more feasible.(b)In determining the weight value and other data, existing research results should be considered together with an expert scoring method.(c)An effective assessment cannot be achieved by mere calculation of the summing indexes because of the complex relationship among strata condition, design, and construction (they affect one another). Thus, the model needs to be improved first.

#### 3. Improved Index Method Model

##### 3.1. Index Categories

Based on the characteristics of subway construction, indexes are divided into four categories, namely, basic, design, construction, and consequence indexes. The diversity of subway construction methods causes the indexes to be different in the different construction methods. In this paper, the shield method of construction is utilized as an example.

The basic indexes mainly refer to the attributes of engineering that cannot be routinely changed and are beyond the control of the operators. These attributes are determined immediately after line selection, which considers existing hydrological conditions [14, 15], geological conditions [16], surrounding environment conditions, and tunnel parameters including the size of the tunnel, slope, turning radius, and so on [17].

“Design” in this paper refers to the idea that can prevent the risks caused by the basic indexes and provide convenience and guidance in the construction process. It is the precondition of construction. In view of the characteristics of shield tunneling, the main design indexes include the following: reinforced design, environmental protection design, precipitation design, construction method design, shield machine design, and segment design [18].

The construction indexes mostly focus on management and operation during the period of construction. They mainly include the selection of construction methods and level of construction technology, analysis of the influence of the construction period, specification of the external construction environment, and control measures.

The consequence indexes include five aspects, namely, environmental loss, economic loss, social loss, casualties, and construction time loss.

The definition and relationship of these four kinds of indexes are shown in Figure 1.

##### 3.2. Risk Assessment Model

The most commonly accepted definition of risk is often expressed as a mathematical equation: where : risk; : event probability; : event consequence.

Considering the basic model, the index method model can be expressed as where : basic index; : design index; : construction index.

In the above expression, does not represent the exact probability, only the probability index. The scope of is not from 0 to 1; however, its value contains the meaning of probability and has a positive correlation with the real probability (the higher the value, the greater the probability of risk).

The probability index is composed of the basic, design, and construction indexes. The consequence index represents losses caused by an accident or accidents, as shown in Figure 2.

##### 3.3. Probability Index Model

The probability index is an important part of risk. The combined form of the probability index is obtained in this study. Different accidents have different risk occurrence modes because accidents occur with different mechanisms. The indexes that can cause accidents are related and cannot be studied independently.

Considering the characteristics of subway construction, the occurrence modes of disastrous accidents can be concluded as follows.

###### 3.3.1. Design Indexes-Insensitive Mode

This mode considers the basic index as a risk source, together with improper construction management and operation, which leads to the occurrence of the risk. The design index does not often work in accidents. For example, the factors of shield axis risk control such as uniformity of formation, tunnel slope, and turning radius are mainly basic indexes; the construction indexes including the construction level, experience, and design indexes have a very insignificant relationship with the risk.

###### 3.3.2. Basic Index-Insensitive Mode

The risk of the occurrence of accidents in this mode has no relationship with the basic indexes; the occurrence is mainly caused by improper design and construction. For example, the deformation or damage to the base in the shield moving-out construction is mainly caused by the poor design safety coefficient and improper operation.

###### 3.3.3. Comprehensive Mode

The above two models involve only two types of indexes; however, most accidents occur because of the combined action of the attributes of the tunnel (strata, environment, tunnel diameter, buried depth, and others), design factors, and construction factors. These three kinds of indexes compose a relationship chain. The probability value changes when one of the indexes changes, such as the risk of collapse, during shield moving-out construction.

The above three occurrence modes are the bases of risk assessment for an accident. An accident may involve one or more modes. The fault tree analysis method can be used to determine the accident occurrence mode.

The probability calculation model is obtained based on the above three modes.

(a) *Design Indexes-Insensitive Mode. *The probability index is affected by the basic and construction indexes. In view of the influence of the construction indexes on probability, the construction coefficient is introduced:
where the construction standard value is a constant set in advance. It represents the construction level in general and does not reduce nor increase the disastrous accident probability.

The risk probability is given by

The value of the construction coefficient is about 1. If the value is greater than 1, the construction increases the risk of accidents and vice versa.

(b) *Basic Index-Insensitive Mode.* Similar to the design index-insensitive mode, the construction coefficient and the construction standard value are introduced. The calculation model is defined as

(c) *Comprehensive Mode.* The design coefficient and construction coefficient are introduced:

The calculation model of this mode is given by

##### 3.4. Combining the Basic Indexes and Design Indexes

The simplest method to combine the basic and design indexes is to consider them separately and then establish the basic index vector. One has where represents the th basic index.

To establish the design index vector, the following equation is utilized: where represents the th design index.

The results of the calculation can be expressed as

In cases where the basic and design indexes are interrelated, this simple calculation method is feasible. However, in practical engineering, several design indexes may not affect all basic indexes. Considering the foundation consolidation risk in the shield moving-out construction as an example [18], different reinforcement designs have different effects. Several of these designs do not reduce the risk caused by several basic indexes, as shown in Figure 3. When the above calculation is used, the risk may appear to be lower or higher. Thus, the matrix is introduced to solve this problem: where , .

The results of the calculation can be expressed as

##### 3.5. Consequence Indexes

The indicators of the five kinds of losses can be obtained according to the literature [6]. The economic losses are utilized as an example, as shown in Table 2.

#### 4. Risk Assessment Process

Disastrous accidents are risk assessment subjects. The initial steps are to identify the disastrous accidents that happen in subway engineering, to understand the risk occurrence mechanism, and to conduct risk assessment. The fault tree analysis method is a good way to recognize the accident occurrence mechanism. It can be used with other risk assessment methods. The basic events in an accident can be obtained by utilizing the fault tree method. Through the study of these basic events, the relationship between the accident and the indexes could be determined, the risk occurrence mode could be obtained, and the calculation model would be provided. The risk assessment process is shown in Figure 4.

#### 5. Risk Acceptance Criteria

In accordance with the scoring rules and characteristics of the index method, the risk acceptance criteria are determined. The risk level is divided into four grades, namely, unacceptable, unwilling to accept, acceptable, and negligible, as shown in Table 3.

#### 6. Case Study

The risk assessment conducted for the river-crossing tunnel construction of Nanjing subway line 10 was utilized as an example. The basic introduction of the tunnel is shown in Table 4.

##### 6.1. Risk Assessment

The first step in risk assessment is risk identification, which aims to predict potential accidents and to determine the factors of these accidents. A longer tunnel may be divided into several sections according to the strata conditions before risk identification. The conditions of the tunnel’s environment are affected by shield tunneling.

As the conditions along the subway line’s route change, so does risk. Risk is not constant. Therefore, examining a long tunnel in shorter sections is more efficient. The risk evaluator must decide on a strategy to create sections to obtain an accurate risk value. Each section has its own risk assessment results. Breaking the subway line into many short sections increases the accuracy of the assessment for each section, but may result in higher costs of data collection, handling, and maintenance. Longer sections (fewer in number), on the other hand, may reduce data costs, but may also reduce accuracy because the average or worst case characteristics dominate if the conditions change within the section [9].

The considered attributes in sectioning or segmenting the tunnel include(i)strata characteristics,(ii)environment conditions,(iii)buried depth.

The next step is to identify the risk and risk factors. The risk identification process is shown in Figure 5. The main steps are collecting data, making the questionnaire, identifying the risk, and giving opinions and suggestions [19]. Three persons are involved in the risk identification process, namely, the risk evaluator, the expert, and the technology person or operators. The risk evaluators, who function as guides, collect data, make the questionnaires, and send the questionnaires to the experts for risk identification. The experts, as important participants, utilize their experience and finish the questionnaires. The technology person or operators, as the personnel in charge of practical engineering, give their opinions and suggestions on the identified risks, which are obtained by synthesizing the opinions of the experts. Based on the investigation, environment survey, shield selection, and preliminary design data, the risks in sections are identified and are shown in Table 5.

The fault tree and index methods are utilized to analyze and assess the accidents. Face instability, which is the most notable accident, is used as an example.

Based on the fault tree, the risk occurrence mode of face instability and the related basic, design, and construction indexes can be obtained. The results are shown in Table 6.

##### 6.2. Key Parameters in the Probability Index

(a) Standard value. The score scope, design standard value, and construction standard value are determined and shown in Table 7 in accordance with the risk calculation model.(b). Based on the construction experiences and the comprehensive scoring of the expert, the weights of each basic and design index and the relationship between the basic and design indexes are determined and shown in Figure 6. In Figure 6, the meaning of , , , , , , , , , , and can be got from Table 6, and the length of the column represents the weights. The connecting line indicates the correlation between the design and basic indexes. Thus, we obtain (c) Weights. Obtaining the weights of the indexes is a very important task in risk assessment. The results of existing research and advanced study methods are fully utilized to obtain the weights. The factors that affect the limit support stress ratio, according to the results of existing research, mainly include the buried depth of the tunnel, friction angle and cohesion of the soil, and depth of the groundwater and river. However, no data provide the weights of these factors.

The numerical simulation method is used to obtain the weights in this study. The simulation model is shown in Figure 7, which also contains the effects of the abovementioned factors on the limit support stress ratio.

From the numerical simulation results, increasing the buried depth, friction angle, and cohesion reduces the limit support stress ratio. However, increasing the depth of the underground water and the river increases the limit support stress ratio. Groundwater depth has the biggest impact on limit support stress ratio, followed by river depth, buried depth, cohesion, and friction angle. The weights of these factors are shown in Table 8.

##### 6.3. Summary of Results and Analysis

Based on the three key parameters, risk assessment can be finalized after establishing a scoring rule. The accidents and the types of risks in each section must be provided.

The accidents and risk scores in each section are shown in Figure 8. In the figure, the risks which are represented by risk number are shown in Table 5. These data are considered as the preliminary risk assessment results. They do not consider the influence of construction. The construction indexes are difficult to evaluate before the construction period because the construction index is more dependent on the attitude of the construction personnel (whether or not the construction personnel are active and conscientious). The results in Figure 8 reflect the influence of the basic and design indexes. The risk assessment is conducted to inform the construction personnel what risks they should pay more attention to and what measures to take. The risk events that have high scores are face instability, tool wear, and shield tail seal failure. We suggest that construction personnel pay special attention to these three risk events in the shield-driving process and prepare risk control measures.

During the construction period, the score of the construction indexes is obtained according to the measures that the construction personnel have taken and their attitude. The risk probability indexes in the preliminary risk assessment and the construction process (including the construction indexes) are shown in Figure 9. The shadow in Figure 9 represents the influence of the construction index. The arrowheads indicate the increase or decrease in the index score. An upward arrowhead means the score increases, whereas a downward arrowhead means the score is reduced. The probability index almost decreases because several measures have been taken to reduce the risk and more attention has been given to the risk events. However, for the face instability risk event in Section 1, the index increases because when tunneling begins, the operators of the shield machine need to adapt to the performance of the machine itself. They adjust and optimize the shield-tunneling parameters by monitoring the data until it achieves the optimum result. During this period, the construction increases the probability index.

Construction information is provided to verify the validity of this study’s risk assessment model. Throughout the construction period, the face instability risk event does not happen. This finding is consistent with our risk assessment results. For the aforementioned risk event, the scores in most of the sections are around 40, which indicate that the probability is between “rarely” and “occasionally.” Only the first section has the score of about 60, which means that the event is close to “possible” but the probability is still “occasionally.” The frontal soil deformation of the tunneling face reflects the probability of the risk. The deformation values in the different sections are shown in Figure 10. At the initial point of 100 m, the range of the deformation values is between −30 mm and 10 mm. The deformation values at the other points are around −20 mm to 10 mm, and most of them are around −10 mm to 5 mm. The above analysis shows that the construction indexes affect the probability of the risk event. The changing trend is consistent with the result of the risk assessment.

The values of segment uplifting are also provided to verify the assessment model for the risk events, as shown in Figure 11. The segment-uplifting values are within the range of −10 mm to 30 mm, which is acceptable according to the code for the construction and acceptance of the shield-tunneling method [20].

Based on the monitoring data, risk assessment can be applied in subway construction. This assessment indicates which risks the construction personnel are not willing to accept, those they can accept, and those they ignore.

#### 7. Conclusion and Discussion

The purpose of this paper is to establish a qualitative-quantitative risk assessment model. The risk events change as the external environment changes; thus, the probability of the risk events happening also changes. If the value of the change is not large, adjusting the risk score by using the qualitative analysis method becomes difficult. With regard to general qualitative risk assessment, this study’s model should easily adapt to the dynamic changes of the risk. With regard to general quantitative risk assessment, this model does not need to obtain the “real” probability, a process which costs much money. The probability index can be obtained by substituting the data in the scoring model with the data obtained from an existing document or information. Our assessment model can be compared to a thermometer and the risk value to temperature. The thermometer indicates what clothes people should wear; similarly, through our assessment model, construction personnel are informed of the safety situation and also the risks involved. Thus, the construction personnel would know how to respond in case an accident occurs.

An improved index method is established to address the above purpose. Four kinds of indexes are considered in the improved method, namely, (1) basic, (2) design, (3) construction, and (4) consequence indexes. Indexes (1), (2), and (3) constitute the probability index, and the calculation model of which is provided based on three accident occurrence modes. Considering the correlation between the basic and the design indexes, the coefficient matrix is introduced. The basic index model is then finalized. Different risk events have different occurrence mechanisms and risk factors. Thus, no single formula can express the relationship between the risk index and the known parameters. In this paper, the risk assessment for the river-crossing tunnel construction of Nanjing subway line 10 was utilized as an example, and face instability as a risk event was discussed in detail.

This risk assessment model can be applied to the assessment of disastrous accidents in the design and construction stages. In the design stage, the results of risk assessment can be obtained without considering the construction indexes. The results of risk assessment can be an important reference in the selection of design schemes. The construction indexes are considered in the construction stage. Based on the current construction conditions, a dynamic risk assessment was carried out for dynamic security control during the period of construction.

This risk assessment model has been verified by the Nanjing subway engineering. When the risk occurrence mechanism is not completely clear, the analysis of the risk events still relies on previous engineering experience, which is very crucial for the reliability of the index model. John Hudson, a famous British geotechnical engineering expert, talked about the importance of “collective memory" in the International Top-Level Forum on Engineering Science and Technology Development Strategy-Safe Construction and Risk Management of Major Underground Engineering [21]. He suggested that previous engineering data and experience should be sorted to establish a big shared database. The authors think that the establishment of this database is very important for the ongoing development of risk assessment methods.

#### Acknowledgment

This project was supported by the Science Fund for Creative Research Groups of the National Natural Science Foundation of China (no. 51021001).

#### References

- Q. H. Qian, “Continuous citifying and utilizing urban underground space,”
*World Sci-Tech R and D*, vol. 20, no. 3, pp. 4–9, 2003 (Chinese). View at Google Scholar - Q. Qian and X. Rong, “State, issues and relevant recommendations for security risk management of china's underground engineering,”
*Chinese Journal of Rock Mechanics and Engineering*, vol. 27, no. 4, pp. 649–655, 2008 (Chinese). View at Google Scholar · View at Scopus - S. D. Eskesen, P. Tengborg, J. Kampmann, and T. Holst Veicherts, “Guidelines for tunnelling risk management,”
*Tunnelling and Underground Space Technology*, vol. 19, no. 3, pp. 217–237, 2004. View at Publisher · View at Google Scholar · View at Scopus - H. H. Choi, H. N. Cho, and J. W. Seo, “Risk assessment methodology for underground construction projects,”
*Journal of Construction Engineering and Management*, vol. 130, no. 2, pp. 258–272, 2004. View at Publisher · View at Google Scholar · View at Scopus - H. W. Huang, “State-of-art of the research on risk management in construction of tunnel and underground works,”
*Proceedings of Risk Management on Metro and Underground Projects*, pp. 16–26, 2005 (Chinese). View at Google Scholar - Ministry of Housing and Urban-Rural Development of China,
*Code for Risk Management of Underground Works in Urban Rail Transit*, Guangming Daily Publishing House, Peking, China, 2011. - M. L. Lu, “Review on risk assessment methods for tunnelling and underground projects,”
*Journal of Engineering Geology*, vol. 14, no. 04, pp. 0462–0469, 2006 (Chinese). View at Google Scholar - M. H. Faber and M. G. Stewart, “Risk assessment for civil engineering facilities: critical overview and discussion,”
*Reliability Engineering and System Safety*, vol. 80, no. 2, pp. 173–184, 2003. View at Publisher · View at Google Scholar · View at Scopus - W. Kent Muhlbauer,
*Pipeline Risk Management Manual Ideas, Techniques, and Resources*, Gulf Professional Publishing, Houston, Tex, USA, 3rd edition, 2004. - G. X. Zhou, “An accident happened in Guangzhou metro construction, and caused one death,” 2004http://news.sohu.com/2004/03/19/78/news219497815.html.
- X. G. Luo, “collapse accident happened in construction of 10 line of Beijing subway,” 2007, http://news.xinhuanet.com/politics/2007-05/08/content_6071419.htm.
- Nanjing Morning News, “Collapse Leads to Natural Gas Explosion in Nanjing Subway Tunnel,” 2007, http://news.sina.com.cn/c/p/2007-02-06/031812237328.html.
- X. C. Wang, “Hangzhou subway collapse accident is recognized as a major liability accident,” 2010, http://news.xinhuanet.com/society/2010-02/09/content_12961265.htm.
- F. Pellet, F. Descoeudres, and P. Egger, “The effect of water seepage forces on the face stability of an experimental microtunnel,”
*Canadian Geotechnical Journal*, vol. 30, no. 2, pp. 363–369, 1993. View at Google Scholar · View at Scopus - W. Broere, “Influence of excess pore pressures on tunnel face stability,” in
*(Re)Claiming the Underground Space*, J. Saveur, Ed., pp. 759–765, International Tunnelling Association, Swets and Zeitlinger, 2003. View at Google Scholar - P. D. Buhan, A. Cuvillier, L. Dormieux, and S. Maghous, “Face stability of shallow circular tunnels driven under the water table: a numerical analysis,”
*International Journal For Numerical and Analytical Methods in Geomechanics*, vol. 23, pp. 79–95, 1999. View at Google Scholar - Y. Li, “Stability analysis of large slurry shield-driven tunnel in soft clay,”
*Tunnelling and Underground Space Technology*, vol. 10, pp. 1–10, 2008 (Chinese). View at Google Scholar - JSCE,
*Tunnel Standard Code and Commentary*, China Building Industry Press, Peking, China, 2011. - C. B. Chapman and S. Ward, “Project risk management processes,” in
*Techniques and Insights*, John Wiley & Sons, Chichester, UK, 1997. View at Google Scholar - Ministry of Housing and Urban-Rural Development of China,
*Code for Construction and Acceptance of Shield Tunnelling Method*, China Building Industry Press, Peking, China, 2008. - A. John Hudson, “Design methodology for the safety of underground rock engineering,” in
*Proceedings of the International Top-Level Forum on Engineering Science and Technology Development Strategy-Safe Construction and Risk Management of Major Underground Engineering*, Wuhan, China, 2012.