Research Article  Open Access
HongHai Tran, NhatDuc Hoang, "A Novel ResourceLeveling Approach for Construction Project Based on Differential Evolution", Journal of Construction Engineering, vol. 2014, Article ID 648938, 7 pages, 2014. https://doi.org/10.1155/2014/648938
A Novel ResourceLeveling Approach for Construction Project Based on Differential Evolution
Abstract
In construction engineering, project schedules are commonly established by the critical path method. Nevertheless, these schedules often lead to substantial fluctuations in the resource profile that are not only impractical but also costly for the contractors to execute. Therefore, in order to smooth out the resource profile, construction managers need to perform resourceleveling procedures. This paper proposes a novel approach for resource leveling, named as resource leveling based on differential evolution (RLDE). The performance of the RLDE is compared to that of Microsoft Project software, the genetic algorithm, and the particle swarm optimization algorithm. Experiments have proved that the newly developed method can deliver the most desirable resourceleveling result. Thus, the RLDE is an effective method and it can be a useful tool for assisting managers/planners in the field of project management.
1. Introduction
In today’s market condition, the survivability of any construction contractor essentially depends on its capability of managing resources. Ineffective resource management escalates the operational expense or even gives rise to financial and scheduling problems [1, 2]. Without doubt, the excess requirement of resources in the construction site leads to the extension of project duration. As the construction contractor fails to deliver the project by the prespecified date, the owner may suffer from financial losses due to the nonavailability of the facility [3]. In addition, construction delays often bring about legal disputes among parties, higher overhead costs, and degraded reputation, and they occasionally result in project failures [4, 5]. As a consequence, resource management is an essential task that needs to be implemented thoroughly in the planning phase.
Basically, resources in construction projects consist of manpower, equipment, materials, money, and expertise. Needless to say, the proper management of these resources holds the key to the successful accomplishment of any project [3]. However, construction schedules, generated by network scheduling techniques, are often characterized by undesirable resource fluctuations that are impractical and costly for the contractors to implement [6]. The reason is that it is expensive to hire and to lay off workers on a shortterm basis according to the fluctuations in the resource profile. Additionally, if the resources cannot be managed efficiently, they may exceed the supply capability of the contractor and lead to schedule delay. Finally, the contractor must maintain a number of idle resources during lowdemand periods. These facts undoubtedly cause profit damage for construction companies. Thus, construction managers mandatorily need to perform scheduleadjusting processes to alleviate fluctuations in the resource profile during the project execution.
The process of smoothing out resources is well known as the resourceleveling problem [6–8]. In resource leveling, the objective is to minimize the peak demand and fluctuations in the pattern of the resource usage [9]. This process aims to minimize variations in the resource profile by shifting noncritical activities within their available floats and keep the project duration unchanged.
Initially, the mathematical approaches were used to solve the resourceleveling problems because they can provide optimal solutions to the problem at hand. Nonetheless, these methods become impractical when the size of project network reaches a considerably large number. This is because resource leveling belongs to the class of combinatorial problem. Hence, the increasing number of decision variables causes the problem solving to become infeasible. As a consequence, mathematical methods are not computationally tractable for reallife projects [10].
Other researchers attempted to utilize heuristic methods in solving the resourceleveling problem [9, 11]. Despite the simplicity of resourceleveling heuristics and their wide implementation on commercial project management software (e.g., Microsoft Project), the result oftentimes cannot satisfy project managers. It is because the heuristic approaches operate on the basis of prespecified rules. Thus, their performances are dependent on specific types of problem and on the set of implemented rules. Hence, they can only deliver feasible solutions and by no means guarantee an optimum solution [12].
Due to the limitations of the mathematic and heuristic methods, the application of evolutionary algorithms (EAs) for resource leveling has attracted more attention in recent years [13, 14]. EAs, inspired by the natural evolution of species, have been successfully utilized to tackle optimization problems in diverse fields [15]. Evolutionary computation is characterized by iterative progresses used to guide the randomly initiated population to the final optimal solution.
Recently, differential evolution (DE) [16–18] has drawn increasing interest of researchers who have explored its capability in a wide range of problems. DE is a populationbased stochastic search engine, which is efficient and effective for global optimization in the continuous domain [19]. It uses mutation, crossover, and selection operators at each generation to move its population toward the global optimum. Superior performance of DE over other algorithms has been verified in many reported research works [15, 17, 20, 21]. Nevertheless, none of the previous works has investigated the potentiality of DE in solving resourceleveling problem.
Thus, this paper proposes a novel approach for resource leveling, named as resource leveling based on differential evolution (RLDE). RLDE is developed based on the DE algorithm as the search engine. The rest of the paper is organized as follows. In Section 2, the research methodology is presented. The structure of the proposed RLDE is shown in Section 3. The performance of the newly developed model is demonstrated in Section 4. Finally, some conclusions are mentioned in the last section of this paper.
2. Research Methodology
2.1. The ResourceLeveling Problem
In the resourceleveling problem, the objective is to reduce the peak resource demand and smooth out daytoday resource consumptions within the required project duration and with the assumption of unlimited resource availability. Hence, the resource leveling can be expressed as an optimization problem within which the following cost function is minimized [9, 12]: where denotes the project duration, represents the total resource requirements of the activities performed at time unit , and represents a uniform resource level given as follows:
Equation (1) means that if the value of the objective function is small, the actual resource profile of the project will be close to the form of the ideal resource profile. In the ideal resource profile, the resource demand is constant throughout the project duration. Moreover, (1) can be rewritten in the following form:
Because activity duration and rate of resource for each activity are fixed, and are constant. Thus, the cost function can be expressed as follows:
2.2. Differential Evolution
Differential evolution (DE) is an evolutionary algorithm proposed by Storn and Price [16, 17], which is designed for real parameter optimization problems. The algorithm of DE is depicted in Algorithm 1. In this figure, it is noted that represents the size of the population, is the th decision variable of the th individual in the population, is the current generation, and denotes the number of decision variables. is a uniform random number lying between 0 and 1, and is a randomly chosen index of .

DE is based on the utilization of a novel crossovermutation operator, based on the linear combination of three different individuals and one subjecttoreplacement parent (or target vector) [20]. The crossovermutation operator yields a trial vector (or child vector) which will compete with its parent in the selection operator. These two terms, trial vector and child vector, can be used interchangeably. The selection process is performed via selection between the parent and the corresponding offspring [22].
In the selection process, the trial vector is compared to the target vector (or the parent) using the greedy criterion [17]. These two terms, target vector and parent vector, can be used synonymously. Under the greedy criterion, the fitness value is the only information that determines which vector is allowed to survive in the next generation (see Figure 2). Thus, if the trial vector can yield a lower objective function value than its parent, then the trial vector supersedes the target vector. The selection operator is expressed as follows: where represents the parent vector at generation . denotes the trial vector at generation . is the chosen individual which survives to the next generation .
The optimization process can terminate when the stopping criterion is met. The user can set the type of this stopping condition. Commonly, the maximum generation or the maximum number of function evaluations can be used as the stopping condition. When the optimization process terminates, the final optimal solution will be readily presented to the user.
3. Resource Leveling Based on Differential Evolution (RLDE)
This section of the paper is dedicated to describing the RLDE resourceleveling approach (see Figure 1). It is noticed that the RLDE is developed based on DE as the optimization technique. The objective of this optimization model is to minimize daily fluctuations in the project resource utilization. This goal is achieved by altering the schedules of noncritical activities in the project within their available floats. Thus, the schedules of critical activities are unchanged and the total project duration remains the same as the critical path method (CPM) based schedule.
Herein, the resource leveling is accomplished by minimizing the fluctuations of resource requirements and a desirable uniform resource level. The model requires inputs of project information including the activity relationship, the activity duration, and the resource demand. In addition, the user also needs to provide the parameter setting for the search engine, such as the maximum number of searching generation , the population size , the mutation scale , and the crossover probability . With these inputs, the scheduling module can carry out the calculation process to obtain the CPM schedule, which specifies the early start and the late start of each activity. If all the necessary information is provided, the model is capable of operating automatically without users’ interventions.
Before the searching process can commence, an initial population of feasible solutions is created by a uniform random generator. A solution for the resourceleveling problem is represented as a vector with elements as follows: where is the number of decision variables of the problem at hand. It is obvious that is also the number of noncritical activities in the project network. The index denotes the th individual in the population. The vector represents the start time of activities in the network. Since the original DE operates with realvalue variables, a function is employed to convert those activities’ start times from real values to integer values within the feasible domain. Consider where is the start time of activity at the individual th. denotes a uniformly distributed random number between 0 and 1. and are early start and late start of the activity .
The search engine DE takes into account the result obtained from the scheduling module and it shifts noncritical activities within their float values to seek for an optimal project schedule. In our research, the following objective function and constraints are employed: subject to where denotes the project duration; represents the total resource requirements of the activities performed at time unit . is the start time of activity . and represent early start and total float of activity , respectively. is the number of activities in the network.
After the searching process terminates, an optimal solution is identified. The project schedule and its corresponding resource histogram are then constructed based on the optimal start times of all activities. The user can assess the quality of a project schedule using a set of metrics (see Table 1). It is worth noticing that the fitness function stated in (8) is the objective function for the search engine DE. Meanwhile, the set of metrics shown in Table 1 includes the fitness function (see (8)) and other criteria (the maximum resource demand, the cumulative variation of the resource demand between consecutive periods, and the maximum variation of the resource demand between two consecutive periods).
 
Note: is the total project duration. represents the resource requirements at day kth. denotes the peak of the resource demand throughout the project execution. 
It is noted that the fitness function utilized in our research aims at obtaining an optimized resource profile that is as close to the ideal resource profile as possible. Thus, this fitness function is the most crucial criterion and it is very similar to that of the minimum moment method used in [9, 12]. However, the three additional criteria, illustrated in Table 1, can provide more insights about the optimized resource profile for users.
4. Experimental Result
In this section, a construction project adapted from Sears et al. [23] is used to demonstrate the capability of the newly developed RLDE. The project consists of 44 activities (see Table 2). In this experiment, denotes a resource used in the project. The resource profile of project before resourceleveling process is shown in Figure 2.

RLDE is applied to reduce the resource fluctuation in this project. Parameter setting for the DE optimizer is shown in Table 3. The project’s resource profile after being optimized by the RLDE is depicted in Figure 3. The optimal solutions, which specify the optimal start times of activities, are listed in Table 4. The optimal results obtained from the new model are listed as follows: , , , and .
 
Note: is the number of decision variables. 

The results comparison between the RLDE and Microsoft Project 2007 (MP 07) is shown in Table 5. The fitness function of the proposed method (13839) is better than that of MP 07 (15245). This means that the resource profile produced by the RLDE is more stable than that obtained from the benchmark approach. Noticeably, the proposed RLDE can reduce the peak of resource demand much better than the commercial software. The maximum resource variation between two consecutive days of the RLDE is 7 which is lower than that of MP 07 . Moreover, in terms of the cumulative variation of the resource demand between two consecutive days, the proposed approach is also significantly better than MP 07.

To better verify the performance of the proposed RLDE, its performance is compared to that of the genetic algorithm (GA) [24] and the particle swarm optimization algorithm (PSO) [25]. The GA and PSO algorithms are both extensively utilized in the field of optimization and they have been applied to solve the resourceleveling problem. It is noted that, in this experiment, the population size and the maximum number of generations of the two benchmark algorithms are set similar to that of the RLDE. Thus, comparing the performance of the RLDE with that of the GA and PSO algorithms can point out the advantage of the proposed technique for tackling the problem at hand.
As can be seen from Table 5, the proposed resourceleveling approach has outperformed the GA and PSO algorithms. The fitness functions of the RLDE, GA, and PSO are 13830, 13945, and 13965, respectively. This outcome indicates that the proposed method can produce a resource profile that is less fluctuating than those yielded by the GA and PSO algorithms. In addition, the newly proposed approach also yields the best performances in terms of the peak of the resource demand and the cumulative variation of the resource demand between two consecutive days.
5. Conclusion
This study investigates the capability of the DE algorithm in solving resourceleveling problem and proposes a new resourceleveling approach, named as RLDE, to tackle the complexity of the problem at hand. The experiments and the result comparisons have demonstrated that the newly proposed RLDE can overcome the commonly used Microsoft Project software as well as the GA and PSO algorithms. This fact has strongly proved that the RLDE is a promising tool to assist project managers in dealing with the resourceleveling problem. The future works of this research include evaluating the performance of the new approach with different forms of fitness function reported in the literature and utilizing novel techniques to enhance the searching capability of the DE algorithm.
Conflict of Interests
The authors declare that there is no conflict of interests regarding the publication of this paper.
References
 F. A. Karaa and A. Y. Nasr, “Resource management in construction,” Journal of Construction Engineering and Management, vol. 112, no. 3, pp. 346–357, 1986. View at: Google Scholar
 J. Wu and Q. An, “New approaches for resource allocation via dea models,” International Journal of Information Technology and Decision Making, vol. 11, no. 1, pp. 103–117, 2012. View at: Publisher Site  Google Scholar
 G. Maged, “Evolutionary resource scheduler for linear projects,” Automation in Construction, vol. 17, no. 5, pp. 573–583, 2008. View at: Publisher Site  Google Scholar
 S. A. Assaf and S. AlHejji, “Causes of delay in large construction projects,” International Journal of Project Management, vol. 24, no. 4, pp. 349–357, 2006. View at: Publisher Site  Google Scholar
 D. Arditi and T. Pattanakitchamroon, “Selecting a delay analysis method in resolving construction claims,” International Journal of Project Management, vol. 24, no. 2, pp. 145–155, 2006. View at: Publisher Site  Google Scholar
 K. ElRayes and D. H. Jun, “Optimizing resource leveling in construction projects,” Journal of Construction Engineering and Management, vol. 135, no. 11, pp. 1172–1180, 2009. View at: Publisher Site  Google Scholar
 S. E. Christodoulou, G. Ellinas, and A. MichaelidouKamenou, “Minimum moment method for resource leveling using entropy maximization,” Journal of Construction Engineering and Management, vol. 136, no. 5, pp. 518–527, 2010. View at: Publisher Site  Google Scholar
 S. H. H. Doulabi, A. Seifi, and S. Y. Shariat, “Efficient hybrid genetic algorithm for resource leveling via activity splitting,” Journal of Construction Engineering and Management, vol. 137, no. 2, pp. 137–146, 2011. View at: Publisher Site  Google Scholar
 J. Son and M. J. Skibniewski, “Multiheuristic approach for resource leveling problem in construction engineering: Hybrid approach,” Journal of Construction Engineering and Management, vol. 125, no. 1, pp. 23–31, 1999. View at: Google Scholar
 Y. Liu, S. Zhao, X. Du, and S. Li, “Optimization of resource allocation in construction using genetic algorithms,” in Proceedings of the International Conference on Machine Learning and Cybernetics (ICMLC '05), vol. 2, pp. 3428–3432, August 2005. View at: Google Scholar
 R. B. Harris, “Packing method for resource leveling (pack),” Journal of Construction Engineering and Management, vol. 116, no. 2, pp. 331–350, 1990. View at: Google Scholar
 T. Hegazy, “Optimization of resource allocation and leveling using genetic algorithms,” Journal of Construction Engineering and Management, vol. 125, no. 3, pp. 167–175, 1999. View at: Publisher Site  Google Scholar
 J. Geng, L. Weng, and S. Liu, “An improved ant colony optimization algorithm for nonlinear resourceleveling problems,” Computers and Mathematics with Applications, vol. 61, no. 8, pp. 2300–2305, 2011. View at: Publisher Site  Google Scholar
 S. Leu, C. Yang, and J. Huang, “Resource leveling in construction by genetic algorithmbased optimization and its decision support system application,” Automation in Construction, vol. 10, no. 1, pp. 27–41, 2000. View at: Publisher Site  Google Scholar
 S. Das and P. N. Suganthan, “Differential evolution: a survey of the stateoftheart,” IEEE Transactions on Evolutionary Computation, vol. 15, no. 1, pp. 4–31, 2011. View at: Publisher Site  Google Scholar
 K. V. Price, R. M. Storn, and J. A. Lampinen, Differential Evolution a Practical Approach to Global Optimization, Springer, 2005.
 R. Storn and K. Price, “Differential evolution—a simple and efficient heuristic for global optimization over continuous spaces,” Journal of Global Optimization, vol. 11, no. 4, pp. 341–359, 1997. View at: Google Scholar
 F. Neri and V. Tirronen, “Recent advances in differential evolution: a survey and experimental analysis,” Artificial Intelligence Review, vol. 33, no. 12, pp. 61–106, 2010. View at: Publisher Site  Google Scholar
 S. Ghosh, S. Das, A. V. Vasilakos, and K. Suresh, “On convergence of differential evolution over a class of continuous functions with unique global optimum,” IEEE Transactions on Systems, Man, and Cybernetics B: Cybernetics, vol. 42, no. 1, pp. 107–124, 2012. View at: Publisher Site  Google Scholar
 R. L. Becerra and C. A. C. Coello, “Cultured differential evolution for constrained optimization,” Computer Methods in Applied Mechanics and Engineering, vol. 195, no. 33–36, pp. 4303–4322, 2006. View at: Publisher Site  Google Scholar
 S. Das, A. Abraham, U. K. Chakraborty, and A. Konar, “Differential evolution using a neighborhoodbased mutation operator,” IEEE Transactions on Evolutionary Computation, vol. 13, no. 3, pp. 526–553, 2009. View at: Publisher Site  Google Scholar
 E. MezuraMontes, C. A. C. Coello, E. I. TunMorales, S. D. Computación, and V. Tabasco, “Simple feasibility rules and differential evolution for constrained optimization,” in Proceedings of the 3rd Mexican International Conference on Artificial Intelligence (MICAI '04), April 2004. View at: Google Scholar
 K. Sears, G. Sears, and R. Clough, Construction Project Management: A Practical Guide to Field Construction Management, John Wiley and Son, Hoboken, NJ, USA, 5th edition, 2008.
 R. L. Haupt and S. E. Haupt, Practical Genetic Algorithm, John Wiley and Son, Hoboken, NJ, USA, 2004.
 M. Clerc, Particle Swarm Optimization, ISTE, 2006.
Copyright
Copyright © 2014 HongHai Tran and NhatDuc Hoang. This is an open access article distributed under the Creative Commons Attribution License, which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited.