Research Article  Open Access
Behrouz AfsharNadjafi, "Resource Constrained Project Scheduling Subject to Due Dates: Preemption Permitted with Penalty", Advances in Operations Research, vol. 2014, Article ID 505716, 10 pages, 2014. https://doi.org/10.1155/2014/505716
Resource Constrained Project Scheduling Subject to Due Dates: Preemption Permitted with Penalty
Abstract
Extensive research works have been carried out in resource constrained project scheduling problem. However, scarce researches have studied the problems in which a setup cost must be incurred if activities are preempted. In this research, we investigate the resource constrained project scheduling problem to minimize the total project cost, considering earlinesstardiness and preemption penalties. A mixed integer programming formulation is proposed for the problem. The resulting problem is NPhard. So, we try to obtain a satisfying solution using simulated annealing (SA) algorithm. The efficiency of the proposed algorithm is tested based on 150 randomly produced examples. Statistical comparison in terms of the computational times and objective function indicates that the proposed algorithm is efficient and effective.
1. Introduction
Preemptive project scheduling problems are those in which the accomplishing of an activity is temporarily preempted and restarted afterwards. In the previous literature on preemptive project scheduling, preempted activities simply are resumed from the moment at which preemption occurred without any cost. However, this situation is not always true in reality. It is probable that, in some situations, a certain setup or delay cost should be considered.
The literature on solution approaches for the preemptive resource constrained project scheduling problem with weighted earlinesstardiness and preemption penalties (PRCPSPWETPP) is scant. Of course, several papers have been devoted to machine scheduling considering preemption costs. Potts and van Wassenhove [1] integrated preemptive scheduling with batching and lotsizing model. Monma and Potts [2] and Chen [3] suggested the heuristics for parallel machine scheduling problem subject to preemption and batch setup times. Zdrzalka [4], Schuurman and Woeginger [5], and Liu and Cheng [6] studied preemptive scheduling with job release dates and jobdependent setup times. Julien et al. [7] proposed generalized preemption models for singlemachine dynamic scheduling problems. Rebai et al. [8] developed some metaheuristics and exact methods for minimization of earlinesstardiness penalties on a single machine to schedule preventive maintenance tasks. They used linear programming and branch and bound to obtain exact solutions. Also, they developed a local search approach as well as a genetic algorithm as metaheuristics for solving hard scheduling problems.
Vanhoucke [9] and Vanhoucke et al. [10] have proposed an exact method for the weighted earlinesstardiness project scheduling problem (WETPSP) in which activities are nonpreemptive. Also, resources are assumed unbounded. The algorithm has two steps: first, it schedules the activities at their due date or later if forced so by precedence constraints. Then, a recursive procedure computes the optimal displacement for those activities that their left shift is beneficial. Vanhoucke et al. [11] developed a branch and bound (B&B) procedure to solve the WETPSP for maximizing the net present value (NPV) of a project subject to progress payments. Net present value (NPV) is the difference between the present value of cash inflows and the present value of cash outflows. NPV is a standard method for using the time value of money which is used in capital budgeting to analyze the profitability of an investment or project. Vanhoucke et al. [11] have applied the logic of their recursive algorithm in the proposed B&B. Their branching strategy resolves resource conflicts through the addition of extra precedence relations based on the concept of minimal delaying alternatives. AfsharNadjafi and Shadrokh proposed a B&B procedure to solve the WETPSP with generalized precedence relations (GPRs) [12]. Their branching strategy resolves time infeasibility using the concepts of left shift and right shift with two fathoming rules. Ranjbar et al. [13] developed an exact method for minimizing weighted resource tardiness costs in the RCPSP. In their B&B algorithm, the branching strategy starts from a graph representing a set of conjunctions (the classical finishstart precedence constraints) and disjunctions (introduced by the resource constraints). In the B&B tree, each node is branched to two child nodes based on the two opposite directions of each undirected arc of disjunctions. Selection sequence of undirected arcs in the search tree affects the performance of the algorithm. Khoshjahan et al. [14] proposed two metaheuristics, genetic algorithm (GA), and simulated annealing (SA) to solve the RCPSP with a due date for each activity where the objective is to minimize the net present value of the earlinesstardiness penalty costs.
Kaplan [15] initially studied the preemptive RCPSP (PRCPSP) in which activities can be preempted at integer time instants and be restarted later at no additional cost. She solved PRCPSP by a reaching procedure, incorporating dominance properties and upperlower bounds on the optimal project duration in order to decrease the amount of computational effort. Demeulemeester and Herroelen [16] developed a branch and bound algorithm for the PRCPSP. In their B&B, all activities with nonzero durations are split into subactivities, with duration of 1 and resource requirements that are equal to those of the corresponding activity. The nodes in the B&B tree correspond with partial schedules in which finish times have been assigned to a number of subactivities. Partial schedules are built up starting at time 0 and proceed systematically throughout the search process by adding at each decision point subsets of activities until a complete precedence and resource feasible schedule is obtained. Recently, AfsharNadjafi [17] developed a simulated annealing procedure to solve the preemptive multimode resource constrained project scheduling problem (PMRCPSP) to minimize the project makespan subject to mode changeability after preemption.
In this work the link between PRCPSP and WETPSP is investigated. Therefore, the contribution of this paper is threefold: first, a mixed integer programming formulation is developed for the resource constrained project scheduling problem of minimizing the total earlinesstardiness penalties and preemption costs. In this problem setting, when an activity is restarted after being interrupted, a constant setup penalty is incurred with no setup time. We call this problem PRCPSPWETPP. This model is not considered in the past literature. Second, due to NPhardness of the problem an efficient metaheuristic solution procedure based on SA is suggested for it. In contrast to classic SA, a relatively new intelligent neighborhood search algorithm is used in this research. Finally, the efficiency of the proposed method for the PRCPSPWETPP is evaluated statistically.
The remainder of the paper is organized as follows. Section 2 explains the resource constrained project scheduling problem of minimizing the total earlinesstardiness penalties and preemption costs (PRCPSPWETPP). Section 3 describes the basics of simulated annealing (SA). In Section 4 the steps of proposed algorithm to solve the PRCPSPWETPP are presented. Computational results are explained in Section 5. Finally, Section 6 concludes the paper.
2. Problem Description
The majority of previous research on project scheduling problems has investigated the problems without preemption. Although in some settings preemption is not practical, a modest degree of preemption can be accommodated in other instances. Preemption may be beneficial or harmful for the objective function. It is a wellknown result in single machine scheduling theory that activity preemption may be harmful for the flow time of jobs. Whereas it is proven that preemption can reduce the makespan of a schedule in RCPSP [15], such time saving might incur a cost for making the preemptions in practice. In this paper, we assume that the preemption’s penalty is constant and independent of the remaining duration of the preempted activity. Scheduling of uniprocessors can be considered as an industrial case of such a problem. Although some of these systems cannot be scheduled as a nonpreemptive scheduling problem, preemptive uniprocessor scheduling is able to successfully schedule them. In choosing between preemptive and nonpreemptive scheduling of uniprocessors, feasibility and task’s due dates are essential. These schemes permit preemption where necessary for feasibility and cost reduction but attempt to avoid unnecessary preemptions during run time.
As a rule, a preemptive problem is characterized by a complicated structure of its optimal solutions. When preemption is allowed at arbitrary times, the problem turns out to be intractable [18]. Indeed, when the overall number of preemptions is unlimited, we cannot utilize exact enumerative algorithms, unless a preliminary analysis of properties of optimal solutions is performed. Such analysis reduces the original infinite set of possible points for preemption to a finite set. This analysis is performed for some scheduling problems which allow us to solve these problems by direct enumeration. Baptiste et al. [19, 20] prove that a wide class of preemptive scheduling models including both machine and project scheduling models has the “integer preemption property.” Based on this property, for any problem instance with integral input data there exists an optimal schedule where all starting/completion times and preemptions occur at integer time points. This conclusion is held for some objective functions such as total weighted earlinesstardiness and total weighted number of late jobs.
A nonregular objective function, which is attractive in justintime (JIT) environments, is the minimization of the earlinesstardiness () costs of the project activities. Traditionally, tardiness penalties due to delivery after a contractually arranged due date are considered. Tardiness leads to customer complaints, loss of reputation and profits, monetary penalties, or goodwill damages. Costs of earliness include extra storage requirements, idle times, implicitly incur opportunity costs, storage costs due to insurance, theft, perishing, and bounded capital for the case when an activity is completed before the due date. Therefore, the minimization of the earlinesstardiness () costs is attractive in order to meet the requests of practice. In this situation, each activity has a due date with associated earliness and tardiness cost. The complexity and usefulness of preemption in models depend to a large extent on the type of preemption allowed and the penalty scheme applied to the different segments of each activity. In this study, based on important consequence of integer preemption property, it is assumed that accomplishing an activity can be interrupted at integer time instants and restarted at a later integer time.
In the literature of machine scheduling, different penalty schemes are studied. For example, Bülbül et al. considered only the last portion of a job may incur a penalty in a preemptive scheduling problem and compared the results with other schemes [18]. We also note that such results can be used in machine environment applications, due to the nature of the manufacturing process, by simply dividing customer orders into smaller processing batches. However, they always cannot be used in project scheduling environment. In our study the penalty schemes are considered the same as the project scheduling literature [10]. Earliness and tardiness penalties for each activity are assumed to be a linear function of amount of its earliness/tardiness.
2.1. Mathematical Model
The deterministic preemptive resource constrained project scheduling problem with weighted earlinesstardiness and preemption penalties (PRCPSPWETPP) involves the determination of start/finish times of project activities for the minimization of the total earlinesstardiness and preemption penalties of the project subject to resource and precedence constraints. Subsequently, consider a project presented in an activity on node (AON) graph , where denotes the set of nodes (activities) and denotes the set of arcs (finishstart precedence relations with zero time lags). The activities are preemptable. Assume that the activities are topologically numbered from the start dummy activity 0 to the end dummy activity ; that is, each predecessor of an activity has a smaller number than itself. The deterministic duration of an activity is denoted by , while denotes its deterministic due date.
The objective of the PRCPSPWETPP is to schedule a number of activities, for minimization of the total costs of the project considering finish to start precedence relations with a time lag of zero, constrained resources, and a predetermined deadline. We use the following symbols for PRCPSPWETPP: : number of nondummy activities, : set of arcs of acyclic digraph representing the project, : set of nodes of acyclic digraph representing the project, : duration of activity , : due date of activity , : earliest start time of activity , : earliest finish time of activity , : latest finish time of activity , : availability of the th resource, : resource usage of activity for resource , : deadline of the project, : objective function, : each preemption penalty of activity , : earliness cost of activity per unit time, : tardiness cost of activity per unit time, : earliness of activity (integer decision variable), : tardiness of activity (integer decision variable).
In our formulation, 01 variables are defined, which specify whether th unit of duration of an activity finishes at time or not. Indeed, for every unit of duration of activity and for every feasible completion time , is defined as follows: Also, 01 variables are defined, which specify whether th unit of duration of an activity is preempted at time or not. More specifically, for every unit of duration of activity and for every feasible completion time , is defined as follows: The variables and can only be defined over the time interval of the activity in question. These bounds are calculated using the traditional forward and backward calculations. The backward calculation is started from a fixed project deadline .
Introducing the binary decision variables and , as well as the integer variables and , preemptive resource constrained project scheduling problem with weighted earlinesstardiness and preemption penalties (PRCPSPWETPP) under the minimum total earlytardy and preemption costs objective can be mathematically formulated as follows:
subject to
The objective in (3) is minimization of the total cost of the project. Equations (4) and (5) compute the earliness and tardiness of each activity. The constraint set given in (6) preserves the finishstart precedence constraints. In (7) it is specified that the finish time for each unit of duration of an activity has to be at least one time unit later than the finish time for the previous one. Equation (8) specifies that only one finish time is permitted for every unit of duration of an activity. Equation (9) guarantees that, if two successive units of duration of an activity (i.e., units and ) are interrupted at time , the corresponding decision variable must set to 1. The resource constraints are specified in (10). In (11) and (12) it is specified that the decision variables and are binary, while and are integers. This formulation requires the definition of at most binary variables and of integer variables. Also, the number of constraints of the formulation amounts to at most .
2.2. Numerical Example
In this section, a problem instance adapted from the Patterson set [21] is used to illustrate the proposed method. The corresponding AON network is given in Figure 1. There are 7 actual and 2 dummy activities in this problem instance. One renewable resource type with availability of 5 is assumed. The numbers above the nodes denote the activities duration. Also, the three numbers below the nodes denote the due dates, the unit earlytardy costs, and the resource requirements, respectively. For the ease of representation, it is assumed that the unit earlinesstardiness costs are equal. Also, we assume the preemption penalty for all activities is equal to 1. The nonpreemptive optimal schedule for this example is shown in Figure 2 with a cost of 27. Using the LINGO version 11, based on branch and bound method, we obtained the optimal schedule of Figure 3 with a cost of 23. It is clear that one preemption for activity 1 leads to a schedule with lower cost. Although preemption has a cost of 1, it can be justified by a corresponding decrease in the tardiness penalty of activity 7 which equals 5.
2.3. NPHardness of the Problem
3PARTITION is the first problem in the theory of graphs that was proven to be NPhard in the strong sense. In the paper by Blazewicz et al. [22], it is shown that 3PARTITION is reducible to machine scheduling problem in which jobs with a unit processing time have to be scheduled on two parallel identical machines, where the precedence relations between the jobs are chainlike and where the jobs possibly require one unit of a single renewable resource type with an availability of one. This transformation proves that this machine scheduling problem is NPhard in the strong sense. Also, Blazewicz et al. [22] showed that this machine scheduling problem can be transformed into an RCPSP and that any optimal solution to one problem can be transformed into an optimal solution to the other problem. As a result, NPhardness of the RCPSP is clearly proved. However, preemptive RCPSP can be considered as an RCPSP in which each activity with duration of is replaced by activities with duration of 1. Therefore, NPhardness of the PRCPSP is clearly proved.
3. Basic Simulated Annealing (SA)
Simulated annealing (SA) is a metaheuristic method that is initially presented as a search algorithm for optimization by Kirkpatrick et al. [23]. SA has been applied to several combinatorial optimization problems, including project scheduling problems [24–29]. SA starts by generating an initial solution and by setting the initial temperature parameter . Then, at each repetition, a solution is created randomly in the vicinity of the current solution . If overrides the current solution , is replaced with ; else is replaced with according to a probability computed from the Boltzmann distribution , where is the current temperature and is the difference between the objective function values of and . It is clear that the probability of accepting uphill moves is a function of the temperature and the difference of the objective function values . At the beginning of the search process the probability of accepting worse solutions is high and it allows the exploration of the search space (random walk). During the search process this probability gradually decreases by decreasing the temperature thus leading the search to converge to a local minimum (iterative improvement). Also, at fixed temperature, the higher the value of , the lower the acceptance probability of . The basic structure of SA is given in Algorithm 1, where = the current solution, = the neighbor solution, = objective value at the solution , = the initial temperature, = the current temperature.

Choosing an appropriate cooling scheme is vital for the performance of the SA. Geometric law is one of the most used schemes where . The cooling scheme can vary during the process, with the aim of balancing between diversification and intensification. For example, at the beginning of the process, might be linearly decreasing in order to explore the search space; then, the temperature decreasing scheme may vary to the geometric in order to converge to a local minimum. The cooling scheme and the initial temperature should be tuned according to the structure of the search landscape.
The description of SA reveals that a basic SA is generally very fast. Also, it does not use the history of the search process. This is one of the reasons why SA often outperforms the other search techniques. However, due to its simplicity, SA can be integrated into other metaheuristics successfully.
4. Applying SA Algorithm to PRCPSPWETPP
In this paper, a SA algorithm is designed to solve the abovementioned problem. In this regard, the steps of the proposed algorithm are briefly looked into. In the sequel it is assumed that each original activity is replaced with activity with unit duration. Each duration unit of an activity is predecessor of duration unit . Consequently, project network has activity with duration 1 and resource requirement for resource type . Only duration unit has fixed due date . Also, without loss of generality it is assumed that, for duration units of an activity , due dates are 0 with no earlinesstardiness penalty.
4.1. Solution Representation
In this paper, the activitylist (AL) is used to present a solution and a modified version of serial schedule generation scheme (SSGS) for translating a solution to a feasible schedule. The total cost criterion is a nonregular measure, that is, a measure which is not nondecreasing in activity finish time; so there is the danger of omitting optimal schedule by using the classic serial schedule generation scheme here. As a result, we apply a modified version of SSGS as follows.
The solution is represented by a vector with elements. The elements make the AL, in which each activity has to occur before all its successors and after all its predecessors. At each stage, starting from the partial schedule assembled thus far, we select first unscheduled activity from activity list. If the selected activity is duration unit of an activity , it is inserted to partial schedule with scheduling to finish at its due date or later if forced so by precedence or resource constraints; else, it is inserted to partial schedule with scheduling to finish at earliest possible time according to precedence relation and resources availabilities. This procedure continues until a complete schedule is reached.
4.2. Starting Solution
A starting solution is created randomly by setting all activities on the AL without violating the resource and precedence constraints. The starting solution is generated as follows. First, an empty element vector is generated. To construct this vector an activity is selected randomly from set of activities that all their precedence is already met and is not selected before. This process is repeated until the AL is completed.
4.3. Neighborhood Search Procedure
An intelligent neighborhood of current solution is generated in the following procedure. A tardy list TL, is calculated which is defined as a set of activities that are scheduled to finish at later than due date forced by precedence or resource constraints. Tardy list (TL) contains the activities (with unit duration) that have tardiness with positive tardiness cost. One activity is randomly chosen from tardy list (TL) with finish time . Then, a random time instant between and is selected. Subsequently, an activity is randomly chosen from activities with finish time such that activity is not predecessor of activity . Finally a pairwise interchange operator is applied which is defined as the interchange of the activities and by assigning new finish times and . Activity is scheduled to finish at time instant and all activities between activity and activity are shifted to the left or right so that the precedence and resource constraints may not be violated.
4.4. Cooling Scheme
The initial temperature () of the simulated annealing algorithm is the vital factor that needs to be considered. The starting temperature is set at a large value and then reduced after each neighborhood generation, according to the cooling scheme function until it reaches the thermal equilibrium. In this paper the cooling schedule suggested by Lundy and Mees is used as follows [30]: where is selected near to zero.
4.5. Stopping Criterion
In theory the SA procedure should be continued until the final temperature is zero, but in practice other stopping criteria are applied:(i)the value of the objective function has not decreased for a large number of consecutive trials;(ii)the number of accepted moves has become less than a certain small threshold for a large number of consecutive trials;(iii)a fixed priori number of trials have been executed;(iv)a maximal run time limit has been reached.
In the first two cases, the SA algorithm has a nondeterministic run time, whereas the last two cases are the cases of algorithms with a deterministic run time. In this paper, the last case is applied which is used in the literature in order to make a fair comparison between algorithms [29, 31].
5. Performance Evaluation
5.1. The Test Problems
In order to evaluate the performance of the proposed SA for the PRCPSPWETPP, a set of 150 instances are generated by the ProGen introduced by Kolisch et al. [32]. The parameter settings of generated problems are given in Table 1.

Resource availability is assumed constant over time. For each number of activities 30 problems are generated. The resource factor (RF) reflects the average portion of resource demand per activity. The resource strength RS reflects the scarcity of the renewable resource. The unit earlinesstardiness penalty costs for each activity are generated randomly between 1 and 10. To generate the due dates of activities the method described by Vanhoucke et al. [10] is used. First, a maximum due date was calculated for each project by multiplying the project critical path length by 1.5. Then, random numbers between 1 and maximum due date are generated. Finally, the generated numbers are sorted increasingly and assigned to the activities , respectively.
5.2. Parameters Setting
The efficiency of metaheuristics depends excessively on their parameters values. In this paper, SA control parameter values are selected through the computational experiments. The CPUtime limit is applied as stopping condition. It is observed that good results are obtained by indexing the CPUtime limit to the size of the problem, that is, use of the low CPU time for small size problems and the high CPU time for large scale ones. Consequently, after some experiments, the CPUtime limit was fixed to 50 milliseconds per activity. The experiments showed that the best value for SA temperature control parameter and initial temperature is as in Table 2.

5.3. Experimental Results
The proposed SA was coded in Borland C++ 5.02 and executed on a personal computer with an Intel Core 2 Dou, 2.5 GHz processor, and 3 GB memory. Since we could not find any algorithm for PRCPSPWETPP, the proposed SA is compared with the optimal solution obtained by LINGO 11. The comparison results of the proposed algorithm with the optimal solution obtained by LINGO 11 (or the best obtained solution by the SA if LINGO is not able to solve the problem) are given in Table 3. Since metaheuristic algorithms are stochastic optimizers, they can provide different results for the same problem instance from one run to another. For this reason, robustness of algorithm should be analyzed based on some independent simulation runs for each problem instance. Statistically, the larger number of runs more reliably reflects the behavior of algorithm results. On the other hand, the larger number of runs increases the computational time. Frequently the used number of runs is about 5 and 10 in the literature [33, 34]. In this paper, proposed algorithm is executed 10 times for each problem to obtain more reliable data. The experimental results demonstrate that control parameter calibration provides high quality solutions.

The following definitions are used in Table 3. NPO: number of problems for which LINGO is able to solve optimally in 1000 sec; NPM: number of runs of problems for which SA has been able to solve optimally; ACNTLINGP: average convergence time for LINGO (in seconds); ACNTSA: average convergence time for the SA (in seconds); ARD: average relative deviation.
Relative deviation (RD) is defined as follows: where is the value of objective function obtained by SA and is the optimal objective function obtained by LINGO or the best one by the SA.
Table 3 reveals that all 60 problems with less than or equal to 30 activities have been able to solve by LINGO within the allowed CPUtime limit. Also, for problems with more than 30 activities, there are many instances that the LINGO is unable to solve, though there is a solution by the proposed SA. It can be observed that LINGO obtained optimum solutions for 79 out of 150 problems in 1000 seconds while the SA algorithm solved all 150 problems in a very shorter time and with low relative deviation. Average CPU time for LINGO indicates that by increasing the number of resource types the complexity of problem is increased. Also, ARD for the algorithm shows that proposed algorithm gives robust solutions. NPM for the proposed SA indicates that too many executions reach the optimal solution.
5.4. Managerial Insights
In this section we evaluate the effect of preemption penalty and resources availability on optimal schedule. To this end, we resolve 60 problems with 20 and 30 nondummy activities for which LINGO was able to solve optimally. We extend the parameter settings, considering two levels for resources availability (constant and variable) and three levels for preemptions cost (low, medium, and high). The previously generated preemption penalties, , are applied as a medium level. The low and high levels of the preemption penalties are randomly generated between and , respectively. We assign and solve 5 problems for each combination of the parameters. The overall number of preemptions (NOPR) and the average value of objective function () are reported in Table 4.

It is apparent from Table 4 that the number of preemptions is decreased when the preemption cost increases. It is because the high values of preemption penalties cannot be justified by a corresponding decrease in the earlinesstardiness penalties. However, Table 4 shows that the objective function value is an increasing function of the preemption penalty. Also, the number of preemptions in variable resource availability is slightly less than the constant case. Table 4 also reveals that the effect of resource availability type on the objective function value is not monotonously increasing or decreasing.
6. Summary and Conclusions
In this paper, the preemptive resource constrained project scheduling problem with weighted earlinesstardiness and preemption penalties (PRCPSPWETPP) is considered. The objective of this problem is to minimize the total cost of earlinesstardiness and preemption penalties subject to the precedence relations, resource constraints, and a fixed project deadline. This problem has not been studied ever before. The problem formulated as an integer programming model, and then a simulated annealing (SA) procedure proposed to solve it. To improve the efficiency of the proposed SA, the parameters were finetuned. In order to generalize the statistical results, a set of 150 test problems that include problems with 20, 30, 40, 60, and 90 nondummy activities with 1, 2, and 3 resource types are generated using the ProGen software package. The efficiency of the proposed algorithm on 150 test problems was evaluated with the results of the LINGO 11. From the computation results, we could clearly see that the SA algorithm could efficiently give robust solutions for the project scheduling problem measured by the ARD. However, results displayed that the average CPU time is an increasing function of the number of activities. Also, the number of resource types has a weak negative impact on the problem complexity, measured by the required CPU time. Also, the effect of preemption penalty and resource availability type is analyzed based on 60 test problems. It reveals that increasing cost of preemptions leads to preemptions being less attractive. This research helps managers to schedule their projects in order to minimize total project costs in justintime (JIT) environments when preemption is permitted with penalty. Extensions of this research might be of interest, such as studying the preemptive project scheduling combined with generalized precedence relation or multimode case.
Conflict of Interests
The author declares that there is no conflict of interests regarding the publication of this paper.
References
 C. N. Potts and L. N. van Wassenhove, “Integrating scheduling with batching and lotsizing: a review of algorithms and complexity,” Journal of the Operational Research Society, vol. 43, pp. 395–406, 1992. View at: Google Scholar
 C. L. Monma and C. N. Potts, “Analysis of heuristics for preemptive parallel machine scheduling with batch setup times,” Operations Research, vol. 41, no. 5, pp. 981–993, 1993. View at: Publisher Site  Google Scholar  MathSciNet
 B. Chen, “A better heuristic for preemptive parallel machine scheduling with batch setup times,” SIAM Journal on Computing, vol. 22, no. 6, pp. 1303–1318, 1993. View at: Publisher Site  Google Scholar  MathSciNet
 S. Zdrzałka, “Preemptive scheduling with release dates, delivery times and sequence independent setup times,” European Journal of Operational Research, vol. 76, no. 1, pp. 60–71, 1994. View at: Google Scholar
 P. Schuurman and G. J. Woeginger, “Preemptive scheduling with jobdependent setup times,” in Proceedings of the 10th Annual ACMSIAM Symposium on Discrete Algorithms, pp. 759–767, January 1999. View at: Google Scholar
 Z. Liu and T. C. E. Cheng, “Scheduling with job release dates, delivery times and preemption penalties,” Information Processing Letters, vol. 82, no. 2, pp. 107–111, 2002. View at: Publisher Site  Google Scholar  MathSciNet
 F. M. Julien, M. J. Magazine, and N. G. Hall, “Genralized preemption models for singlemachine dynamic scheduling problems,” IIE Transactions, vol. 29, no. 5, pp. 359–372, 1997. View at: Google Scholar
 M. Rebai, I. Kacem, and K. H. Adjallah, “Earlinesstardiness minimization on a single machine to schedule preventive maintenance tasks: metaheuristic and exact methods,” Journal of Intelligent Manufacturing, vol. 23, no. 4, pp. 1207–1224, 2012. View at: Publisher Site  Google Scholar
 M. Vanhoucke, Exact algorithms for various types of project scheduling problems nonregular objectives and time/cost tradeoffs [Ph.D. dissertation], Katholieke Universiteit Leuven, 2001.
 M. Vanhoucke, E. Demeulemeester, and W. Herroelen, “An exact procedure for the resource constrained weighted earlinesstardiness project scheduling problem,” Annals of Operations Research, vol. 102, pp. 179–196, 2000. View at: Google Scholar
 M. Vanhoucke, E. Demeulemeester, and W. Herroelen, “Maximizing the net present value of a project with progress payments,” Research Report 0028, Department of Applied Economics, Katholieke Universiteit Leuven, 2000. View at: Google Scholar
 B. Afshar Nadjafi and S. Shadrokh, “A branch and bound algorithm for the weighted earlinesstardiness project scheduling problem with generalized precedence relations,” Scientia Iranica, vol. 16, no. 1, pp. 55–64, 2009. View at: Google Scholar
 M. Ranjbar, M. Khalilzadeh, F. Kianfar, and K. Etminani, “An optimal procedure for minimizing total weighted resource tardiness penalty costs in the resourceconstrained project scheduling problem,” Computers and Industrial Engineering, vol. 62, no. 1, pp. 264–270, 2012. View at: Publisher Site  Google Scholar
 Y. Khoshjahan, A. A. Najafi, and B. AfsharNadjafi, “Resource constrained project scheduling problem with discounted earlinesstardiness penalties: mathematical modeling and solving procedure,” Computers and Industrial Engineering, vol. 66, no. 2, pp. 293–300, 2013. View at: Google Scholar
 L. A. Kaplan, Resource constrained project scheduling with preemption of jobs [Ph.D. thesis], University of Michigan, 1988.
 E. L. Demeulemeester and W. S. Herroelen, “An efficient optimal solution procedure for the preemptive resourceconstrained project scheduling problem,” European Journal of Operational Research, vol. 90, no. 2, pp. 334–348, 1996. View at: Google Scholar
 B. AfsharNadjafi, “A solution procedure for preemptive multimode project scheduling problem with mode changeability to resumption,” Applied Computing and Informatics, 2014. View at: Publisher Site  Google Scholar
 K. Bülbül, P. Kaminsky, and C. Yano, “Preemption in single machine earliness/tardiness scheduling,” Journal of Scheduling, vol. 10, no. 45, pp. 271–292, 2007. View at: Publisher Site  Google Scholar  MathSciNet
 P. Baptiste, J. Carlier, A. Kononov, M. Queyranne, S. Sevastyanov, and M. Sviridenko, “Structural properties of optimal schedules with operation interruptions,” Diskretnyi Analizi Issledovanie Operatsii, vol. 16, no. 1, pp. 3–36, 2009. View at: Publisher Site  Google Scholar  MathSciNet
 P. Baptiste, J. Carlier, A. Kononov, M. Queyranne, S. Sevastyanov, and M. Sviridenko, “Properties of optimal schedules in preemptive shop scheduling,” Discrete Applied Mathematics, vol. 159, no. 5, pp. 272–280, 2011. View at: Publisher Site  Google Scholar  MathSciNet
 J. H. Patterson, “A comparison of exact procedures for solving the multiple constrained resource project scheduling problem,” Management Science, vol. 30, no. 7, pp. 854–867, 1984. View at: Google Scholar
 J. Blazewicz, J. K. Lenstra, and A. H. G. Rinnooy Kan, “Scheduling subject to resource constraints: classification and complexity,” Discrete Applied Mathematics, vol. 5, no. 1, pp. 11–24, 1983. View at: Publisher Site  Google Scholar  MathSciNet
 S. Kirkpatrick, C. D. Gelatt, and M. P. Vecchi, “Optimization by simulated annealing,” Science, vol. 220, no. 4598, pp. 671–680, 1983. View at: Publisher Site  Google Scholar  MathSciNet
 B. Abbasi, S. Shadrokh, and J. Arkat, “Biobjective resourceconstrained project scheduling with robustness and makespan criteria,” Applied Mathematics and Computation, vol. 180, no. 1, pp. 146–152, 2006. View at: Publisher Site  Google Scholar  MathSciNet
 K. Bouleimen and H. Lecocq, “A new efficient simulated annealing algorithm for the resourceconstrained project scheduling problem and its multiple mode version,” European Journal of Operational Research, vol. 149, no. 2, pp. 268–281, 2003. View at: Publisher Site  Google Scholar  MathSciNet
 Z. He, N. Wang, T. Jia, and Y. Xu, “Simulated annealing and tabu search for multimode project payment scheduling,” European Journal of Operational Research, vol. 198, no. 3, pp. 688–696, 2009. View at: Publisher Site  Google Scholar
 J. Józefowska, M. Mika, R. Różycki, G. Waligóra, and J. Węglarz, “Simulated annealing for multimode resourceconstrained project scheduling,” Annals of Operations Research, vol. 102, pp. 137–155, 2001. View at: Publisher Site  Google Scholar  MathSciNet
 M. Mika, G. Waligóra, and J. Węglarz, “Simulated annealing and tabu search for multimode resourceconstrained project scheduling with positive discounted cash flows and different payment models,” European Journal of Operational Research, vol. 164, no. 3, pp. 639–668, 2005. View at: Publisher Site  Google Scholar  MathSciNet
 A. Rahimi, H. Karimi, and B. AfsharNadjafi, “Using metaheuristics for project scheduling under mode identity constraints,” Applied Soft Computing, vol. 13, no. 4, pp. 2124–2135, 2013. View at: Google Scholar
 M. Lundy and A. Mees, “Convergence of an annealing algorithm,” Mathematical Programming, vol. 34, no. 1, pp. 111–124, 1986. View at: Publisher Site  Google Scholar  MathSciNet
 B. Naderi and H. Sadeghi, “A multiobjective simulated annealing algorithm to solving flexible nowait flow shop scheduling problems with transportation times,” Journal of Optimization An Industrial Engineering, vol. 5, no. 11, pp. 33–41, 2012. View at: Google Scholar
 R. Kolisch, A. Sprecher, and A. Drexl, “Characterization and generation of a general class of resourceconstrained project scheduling problems,” Management Science, vol. 41, pp. 1693–1703, 1995. View at: Google Scholar
 F. Forouzanfar and R. TavakkoliMoghaddam, “Using a genetic algorithm to optimize the total cost for a locationroutinginventory problem in a supply chain with risk pooling,” Journal of Applied Operational Research, vol. 4, no. 1, pp. 2–13, 2012. View at: Google Scholar
 P. Chen and S. M. Shahandashti, “Hybrid of genetic algorithm and simulated annealing for multiple project scheduling with multiple resource constraints,” Automation in Construction, vol. 18, no. 4, pp. 434–443, 2009. View at: Publisher Site  Google Scholar
Copyright
Copyright © 2014 Behrouz AfsharNadjafi. This is an open access article distributed under the Creative Commons Attribution License, which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited.