Research Article  Open Access
SaeHyun Ji, Joseph Ahn, HyunSoo Lee, Kyeongjin Han, "Cost Estimation Model Using Modified Parameters for Construction Projects", Advances in Civil Engineering, vol. 2019, Article ID 8290935, 10 pages, 2019. https://doi.org/10.1155/2019/8290935
Cost Estimation Model Using Modified Parameters for Construction Projects
Abstract
Construction projects require huge amounts of capital and have many risk factors due to the unique industry characteristics. For a project to be successful, accurate cost estimation during the design phase is very important. Thus, this research aims to develop a cost estimation model where a modification method integrates influential factors with significant parameters. This study identified a modified parametermaking process, which integrates many influential factors into a small number of significant parameters. The proposed model estimates the cost using quantitybased modified parameters multiplied by their price. A case study was conducted with 24residence building project, and the estimation accuracy of the suggested method and a CBR model were compared. The proposed model achieved higher overall costestimation accuracy and stability. A large number of influence factors can be modified as simple representatives and overcome the limitations of a conventional cost estimation model. The paper originality relates to providing a modified parametermaking process to enhance reliability of a cost estimation. In addition, the suggested cost model can actively respond to the iterative requirements of recalculation of the cost.
1. Introduction
In the production process, only 10 to 15% of the total cost is consumed to design a manufactured good. The rest of 80% of a project cost is designated to where it is needed at this stage. The more a project progresses, the less the possibility there is of controlling the project cost because of the high costs of modifications [1]. Also, construction projects require huge amounts of capital and have many risk factors due to the unique industry characteristics. Therefore, cost estimating plays a significant role during the design stage of a project. For a project to be successful, it is crucial to develop a useful model and system for cost estimation in construction projects [2].
As construction projects keep growing in size and complexity, uncertainties are also increasing, which can be represented by the project cost [3]. Especially in the design phase, information is prone to change according to the project scope. Clients require rapid and satisfactory responses to all aspects of project management. However, despite the environment of these changing dynamics, previous research focuses on cost estimation models based on similar cases that reflect practical business demands insufficiently.
Moreover, the estimation method tends to become more complicated due to the diversification of cost factors [2], so it is difficult for users who directly perform the cost estimation to apply recent research results to the construction project in practice. This implies that cost models should have the accuracy of prediction, usercentered efficiency, and sustainability that can accommodate cost variance factors.
To deal with these challenging issues, this research aims to develop a cost estimation model where a modification method integrates influential factors with significant parameters. This study identified a modified parametermaking process, which integrates many influential factors into a small number of significant parameters. Major components for cost model evaluation are presented by analyzing previous research. The development process of a cost estimation model is then presented. A case study was conducted to estimate the cost of reinforced concrete work of residential buildings in Korea. The research outcomes are expected to support decisionmaking in response to project progress.
2. Literature Review
2.1. Importance of Accurate Cost Estimation
The estimation of project cost plays a key role in the success of a construction project [4]. The process of cost estimating is crucial as it enables construction companies to determine what their direct costs will be and to provide a “bottom line” cost, below which it would not be economical for the work to be carried out [5]. Cost estimation can be described as the process of assessing and predicting the total cost of executing items of work in a given time using all available project information and resources [6]. Estimates are firstly developed at the orderofmagnitude level with an accuracy of −30 to +50% [7]. They are later refined to the budget and conceptual level with an accuracy of −15 to +30% and the definitive level with an accuracy of −5 to +15%.
The purpose of cost estimation is to provide appropriate information for decisionmaking [8]. Overestimated or underestimated cost has the potential to cause lost strategic opportunities to a construction contractor [9]. However, construction contractors continue to use conventional or traditional techniques for cost estimation, such as estimating standard procedures or comparison with similar projects based on documented facts and personal experience. The causes of cost estimation inaccuracy are identified as follows: (1) insufficient time, (2) poor tender documentation, and (3) insufficient tender document analysis [3, 5, 8, 9]. An appraisal framework of cost estimation that can provide a benchmark of activities was suggested.
To overcome the gap between research and practice and evaluate cost estimation models, Carr [8] suggested general estimating principles: realism, level of detail, completeness, documentation, attention between direct and indirect costs and between variable and fixed costs, and contingency. Teicholz [10] asserted the characteristics of desirable forecasting methods as follows: (1) the method should not require input data that are difficult or expensive to collect, (2) the method should be simple enough to permit easy integration into cost systems used for construction projects, and (3) forecasts generated by any desirable method should be accurate, unbiased, timely, and stable. However, there is a tradeoff between these criteria: “a forecasting method that is very stable can miss spotting significant trends over the recent past, thus waiting too long before reflecting these trends in the forecast.” This would reduce the accuracy and timeliness of the method. Alternatively, a method that reacts too quickly to recent trends will tend to be unstable and yield sharp changes in forecasts that cannot be trusted. Thus, a balance is needed that can be measured by tests against actual data.
2.2. Cost Model Evaluation Factors
As mentioned, the key issues regarding cost estimation are accuracy, change management, applicability, and data acquisition. Improving the accuracy of cost prediction is generally the purpose of previous studies. Kim et al. [11] compared the performance of cost models between casebased reasoning (CBR) and artificial neural network (ANN) methods. Artificial intelligence (AI) approaches are being employed as an effective strategy [12–21]. The objectives of cost estimation are to predict the accurate bid price and to support successful decisionmaking. Therefore, accuracy is the fundamental standard of a cost model evaluation [22].
As a project proceeds, the availability of information is increased. Different types of information and various methods are applied at each project stage. As the nature of construction projects changes, new methodologies can be developed. A superior cost estimating model should take various methodologies and different project stages into account. For successful results, a wellrounded model can adapt to internal and external trends. Many resources are required to estimate project cost, including time, information, various personnel, and the cost model itself. These resources are also required to develop, operate, and maintain the cost model. As there are many activities for the resources in the cost estimation process, it is crucial for a cost estimation model to satisfy the different requirements of those who develop and utilize the model. For example, an estimator may not only require an accurate estimate, but also that the model be user friendly. Similarly, operators and model developers might want a model that is efficient and flexible so that it can be easily and effectively managed. Thus, various practical perspectives should be considered when developing a cost model to enhance its applicability.
Since most of the cost models are based on historical data, it is important to acquire sufficient data for estimation. Ellsworth [23] believes that the simplest method to establish a reasonable estimate of facility costs is to identify the costs of similar projects and compare these costs with the cost of the new facility. On the contrary, Kirkham [24] suggests that future construction projects are generally nonrepetitive and tend to have significant and unique features that are likely novel. Such instability can result in estimators not being able to obtain sufficient data for the cost estimation of new, unique projects. As the amount of project data increases, this situation becomes more and frequent.
2.3. Major Components for Evaluation
An ideal cost model cannot be developed using just the actual cost data of a construction but should utilize many other factors, such as individual selection of construction resources, process planning, and the operation sequence. However, for a successful project, it is vital to develop a cost model that can overcome such limitations and to make criteria for a “choice and focus” strategy. Based on the general estimating principles suggested by Carr [8] and the characteristics of desirable forecasting methods identified by Teicholz [10], this research suggests three major components for developing and evaluating cost estimation models: reliability, efficiency, and flexibility. During the decisionmaking process, estimators and managers should consider contingency in the project cost due to the difference between research and practice. Therefore, to support confident decisionmaking, the cost model should be stable and clear. In this study, accuracy, stability, and clarity are considered to be components of reliability.
Estimation is implemented at a given time using all available project information and resources. In many cases, estimators can predict cost with limited resources, while operators and developers should manage cost estimation in an efficient manner without critical endeavor. Efficiency is an important condition for all those who engage in cost estimation because the time for estimating or updating the model is not often sufficient. In this research, efficiency refers to the model simplicity, accessibility, and the inexpensive acquisition of resources.
As construction trends change and technology continues to develop, cost data and new estimation methods will be constantly added and modified. In response to project data additions and deletions, an integrated cost model with flexible characteristics would be very useful because it ensures that separate models are not necessary. Models without flexibility prevent estimators from consistently utilizing the same model. A flexible model can be applied to various project stages, and it is also easy to add data to a flexible model and modify it according to current construction trends.
3. Model Development
This research introduces a cost estimation model based on major components. For the model development, public residential building data from Korea are used. Reinforced concrete (RC) work is selected because it occupies over 40% of the total cost of building construction. The development process is divided into the following six steps: (1) framework selection, (2) estimation method selection, (3) item simplification, (4) influence factor selection, (5) modified parameter making, and (6) database establishment. Figure 1 shows the development process of the cost estimation model. Its framework draws from Porter’s valuechain management framework [25].
3.1. Framework Selection
The process framework plays a significant role in maintaining consistency during the model development process. To estimate construction cost, it is crucial to acquire previous cases while constantly obtaining new cases. To ensure that the model is improved and modified continuously, a framework should be chosen that has a cycle, such as the Plan, Do, Check, and Act (PDCA) cycle.
To satisfy the cycle, it is very useful to apply CBR to the cost estimation model. Aamodt and Plaza [26] defines CBR as basically solving a new problem by using information and knowledge from similar previous situation. CBR enhances computer intelligence and makes it more humanlike, and there are real values, not artificial [21]. Therefore, it is appropriate to apply CBR to the proposed cost model. The CBR cycle of the highest level may be described by the following four processes: (1) retrieving the most similar case or cases, (2) reusing the information and knowledge in those cases to solve the problem, (3) revising the proposed solution, and (4) retaining the parts of this experience that are likely to be useful for future problem solving [26].
From a taskoriented viewpoint, the CBR problem solving mechanism can be described as follows: (1) identifying features, searching, initially matching, and selecting in retrieving, (2) kNN (Nearest Neighbor) and adapting in reuse, (3) evaluating solutions and repairing faults in revision, and (4) integrating, indexing, and extracting in retention. In this process, retrieve tasks are controlled by influential factors, and reuse tasks are decided by estimation methods. Thus, the database covers all the processes and tasks because it involves all general knowledge involved in all of the previous cases of historical data (Figure 2). From this point of view, this research uses the CBR method as a cost model framework.
3.2. Estimation Method Selection
There are two unit cost application methods: (1) a method based on cost and (2) a method based on quantities. The costbased method multiplies quantities and unit cost for estimating, and the quantitiesbased method multiplies unit cost after prediction of the quantities. The method based on cost is suitable for the early design stage and for works in which it is difficult to predict quantities because there are many items. However, this method is not suitable for works which have a changeable unit cost, and escalation needs to be applied.
The method based on quantities is suitable for works which have a small number of items and for the schematic design stage, which has an abundance of information. This method can also be easily used during the definitive design stage and does not require escalation to be applied. Generally, when the costbased method is used, the efficiency remains higher than the reliability. The application of the quantitybased method yields an opposite effect. Because these methods both have advantages and disadvantages, it is appropriate to apply either one method or a combination of the two methods, depending on the conditions and particular costestimating situation.
3.3. Item Simplification
Item simplification is divided into five steps (Table 1), and it starts with analyzing the bill of quantities (BOQ). The RC work of residential buildings consists of 24 items, and the numbers are usually smaller than those of other works. The items are divided into four groups: concrete (5), forms (6), steel (7), and “other” (3). The total cost of the “other” group has a very small percentage in RC work (0.22% on average). Therefore, instead of estimating “other” directly, it is more efficient to first estimate the other groups and to use equation (1) for the total cost:

Items which have similar unit costs are then integrated. In this case, although the accuracy of the reliability decreases a little, the efficiency of estimating is improved. Lastly, items which have no quantities, such as concrete pouring and steel cutting, are calculated automatically by quantities of concrete and steel, so they are separated from the other items. At the item simplification stage, as items become simpler, the efficiency is improved naturally due to the decrease in the number of items. However, the reliability decreases because errors might occur in item integration and the ratio application stage. Thus, for item simplification, it is important to balance between efficiency and reliability in advance.
3.4. Influential Factor Selection
Influential factors of cost are elements which represent a building’s features and impact its cost. A project is defined by influential factors, and it is possible to describe a project more exactly as the number of influential factors increases [27]. However, if the number of influential factors is large, the number of cases for estimating will also be large. Therefore, it is important to select the appropriate number of factors to improve the efficiency of estimation [28]. Table 2 shows the influential factors of Korean residential buildings.

3.5. Modified Parameter Making
All new projects cannot agree completely with previous projects. Hence, if such a disagreement occurs during the retrieval process of CBR, we must adapt these values to the current case. In this research, a simple statistical regression method is applied for the adaptation of the model, and the process is divided into three steps: (1) influential factor grouping, (2) parameter modification, and (3) statistical analysis.
3.5.1. Influential Factor Grouping
It is necessary to acquire valid data to use the simple regression method. Although there are many data in the database, all the data are not necessarily valid when a project cost is estimated due to the various characteristics of the data. Therefore, to acquire valid data, data grouping is conducted using influential factors. Data grouping classification is determined by how much information is acquired. Figure 3 explains the different levels of data grouping.
Once project information A is acquired, the 1st estimation can be undertaken, and the valid data are ABD, ABE, ACD, and ACE. Subsequently, once C is added, the 2nd estimation has two valid data: ACD and ACE. Lastly, if E is added, the 3rd estimation has only one valid data: ACE. Additionally, if B or C is not decided and E is acquired, the estimation can use ABE and ACE as valid data. Generally, the 1st estimation has the most data, but it also tends to have lower accuracy than the other estimations. While the 3rd estimation has the least amount of data, it still tends to be more accurate than the other estimations. This indicates that data grouping with a tree structure can be applied to various project stages which have different amounts of project information.
Data grouping helps the cost model’s level of flexibility as it helps the model in taking each project stage into account. From the influential factors in Table 2, five major factors are selected for data grouping: unit size, building type, unit/floor, core, and pilotis. As an example, Table 3 shows the data grouping of 84 m^{2} unit size buildings.
 
Pilotis (E): the number of pilotis floors (the number of units excepted by pilotis). 
3.5.2. Parameter Modification
After the five major influential factors are selected for data grouping, it is necessary to select parameters (or independent variables) for the simple regression among the influential factors that are left over. As an example, Figure 4 shows the parameter selection of a reinforced concrete item.
(a)
(b)
Among the 102 historical data, 24 data which have characteristics of 84 m^{2} and 4 units/floor are selected. Figure 4 uses the number of units as a parameter, and statistical effectiveness cannot be guaranteed because the number of units cannot describe all the basement’s features. If the modified number of units which cover the basement’s features is applied, the statistical effectiveness is improved. The modified number of units is calculated by using the following equation:
Table 4 illustrates the relationship between the 12 items of reinforced concrete work and 5 major influential factors, as well as each item’s parameters. Column and beam forms use all major factors for data grouping. Stair forms use only two factors (unit size and cores), and the other items except pilotis use four factors. Among the parameters, the modified unit slab includes roof slabs, basement slabs, and unit slabs. The modified unit slab is calculated by using the following equation:
 
A: unit size; B: building type; C: units/floor; D: cores; E: pilotis. 
3.5.3. Analysis
As more project information is obtained, data groups are subdivided, and the number of cases in the data group decreases more and more (Figure 3). Therefore, to satisfy the reliability of cost estimation using the data group, the statistical significance of the detailed data group should be guaranteed. The statistical effectiveness of the detailed data group should also be higher than that of the superior data group. To analyze and verify these conditions, this research presents an example that has a unit size of 84 m^{2} and 4 units/floor. The results are shown in Figure 5.
(a)
(b)
(c)
Figures 5(b) and 5(c) show the situation to acquire another factor, the building type, under Figure 5(a). Although the number of (b)’s data is smaller than (a)’s, (b)’s coefficient of determination (R squared) is improved from 0.810 to 0.881, and the significance levels of (a) and (b) are almost the same. On the contrary, (c)’s coefficient of determination is deteriorated to 0.552, and its significance level is also worse than (a)’s. Through these results, the following was deduced:(1)The coefficient of determination and significance levels can help estimators classify a data group logically and statistically, as they allow estimators to consider both the obtained project information and the number of data. For example, after the “tower” buildingtype factor is obtained in this case, the 84 m^{2}tower4 units/floor data group (b) will be used for the cost model because it has an improved coefficient of determination and a similar significance level related to the 84 m^{2}4 units/floor data group (a). On the contrary, although the “flat” building type factor is obtained, the 84 m^{2}flat4 units/floor data group (c), which has 6 cases, will not be used because it yields an opposite result in comparison with (b). Therefore, the 84 m^{2}flat4 units/floor data group will not be used until the number of data is sufficient for the results to have statistical validity.(2)The cost model is qualified as a decisionmaking tool when the estimating results and basis for contingency are clear. The statistical values of the coefficient of determination and significance level easily guarantee this clarity in the estimating process.
3.6. Database Establishment
The database from this process consists of influential factors, item quantities, item unit costs, and ratios that can be used to estimate other items. In this process, it is most important for the database’s structure to have flexibility, especially if the cost model is to be computerized eventually. Once the database is built with flexibility, it will be possible to add or modify influential factors in response to changing construction trends.
In building a database, it is recommended that a function for additional item simplification be included. This function is required for item simplification (Step 3) and conducting more approximate cost estimation. For example, 9 form items (Table 4) would be integrated into only 1 item in the early design stage with little information. Third, unit costs should be updated frequently so that estimators can use the latest ones. Finally, ratios for other items estimation should be updated and stored.
4. Validation
Among the major components, the most important factor for decisionmaking is reliability. Efficiency and flexibility are necessary for mainly using and developing a cost model. Efficiency and flexibility cannot be evaluated until the model is computerized and practically applied, so the verification of the cost model is conducted with a focus on model reliability.
To verify the model, the model results of 3 new cases are compared with the actual results. Table 5 shows the profiles of the validation cases.

knearest neighbor (kNN) principle uses a distance measure to classify the knearest cases in relation to the target case [29]. Then, a selected case is reused to estimate the costs. In this research, 1NN (the most similar case) is applied and reused to estimate the costs. The 1NN method is one of the tasks in the CBR reuse process and is compared with the proposed research model. For the cost estimate in the database without a great deal of modification, the 1NN method just uses the most similar previous case to a new case (Figure 6). Figure 6 is reproduced from Ahn et al. [30]. The results of this comparison are shown in Table 6.
 
(a) Proposed model; (b) 1NN method in CBR. 
The average error rates in the quantities of this research method (a) and the 1NN method (b) are 6.28% and 18.72%, respectively, and the average error rates of the total cost are 2.55% and 7.25%, respectively. These results confirm that the proposed method has better accuracy than the 1NN method. An accuracy rate above 97% satisfies the accuracy requirement.
More cases are required to verify the stability. However, Table 6 shows that method a has better stability in the error rate more than method b. In addition, the stability of items in a case is also as important as the stability of total cases. The total cost in a case is the sum of each item’s cost, which is determined by multiplying the item’s unit cost by its quantity. Even if the accuracy of the total cost is high in a specific case, such a result is hard to be admitted if each item’s error range is too high to be stable. To verify the degree of model stability, the standard deviation of the items’ error rate can be used. A comparison of the standard deviation of the items’ error rate of the two methods demonstrates that the proposed method has better stability than the 1NN method.
The proposed model clearly shows how believable the estimation result is because all the items have particular data groups, and the estimator can analyze each group separately. For example, the error rates of “base” and “stair” are lower than all the other items because their statistical values are lower. Through such an analysis, estimators can capture a contingency range of each result.
5. Conclusion
This research developed a cost estimation model where a modification method integrates influential factors with significant parameters. A case study was conducted using residential building data from Korea supported by a government enterprise. As a result, the cost estimation outputs were improved in terms of accuracy and stability. The research findings can be summarized as follows:(1)The case study showed that the suggested cost model outperforms a typical CBR cost model(2)This study identified the modified parametermaking process, which integrates many influential factors into a small number of significant parameters and has a positive impact on the performance of the cost model(3)The proposed model estimates the cost using quantitybased modified parameters multiplied by their price, so the cost model can actively respond to the iterative requirements of recalculation of the cost
The suggested cost model modifies a large number of influential factors into a small number of simple representatives, which can overcome the limitations of conventional cost models. The research outcomes could support and promote cost estimation by decision makers. However, it is necessary to verify the generalization by applying the suggested cost model to various kinds of work and construction projects besides reinforced concrete work for residential projects. The applicability of the modification method and cost modeling process also need to be tested. Future research will require the development and comparison of various cost estimation models and comparative studies with other methodologies besides CBR, such as ANN and conventional parametric methods.
Data Availability
The data used to support the findings of this study are available from the corresponding author upon request.
Conflicts of Interest
The authors declare that they have no conflicts of interest.
Acknowledgments
This research was supported by a grant (19RERPB08288406) from Housing Environment Research Program funded by Ministry of Land, Infrastructure and Transport of Korean Government. This research was also supported by the Institute of Construction and Environmental Engineering at Seoul National University and the National Research Foundation of Korea (NRF) grant funded by the Korea Government (MSIT) (2019R1F1A1058866).
References
 P. Duverlie and J. M. Castelain, “Cost estimation during design step: parametric method versus case based reasoning method,” International Journal of Advanced Manufacturing Technology, vol. 15, no. 12, pp. 895–906, 1999. View at: Publisher Site  Google Scholar
 A. Alqahtani and A. Whyte, “Evaluation of noncost factors affecting the life cycle cost: an exploratory study,” Journal of Engineering, Design and Technology, vol. 14, no. 4, pp. 818–834, 2016. View at: Publisher Site  Google Scholar
 S. Famiyeh, C. T. Amoatey, E. Adaku, and C. S. Agbenohevi, “Major causes of construction time and cost overruns,” Journal of Engineering, Design and Technology, vol. 15, no. 2, pp. 181–198, 2017. View at: Publisher Site  Google Scholar
 A. Jrade and S. Alkass, “Computerintegrated system for estimating the costs of building projects,” Journal of Architectural Engineering, vol. 13, no. 4, pp. 205–223, 2007. View at: Publisher Site  Google Scholar
 A. J. Smith, Estimating, Tendering and Bidding for Construction: Theory and Practice, Springer, Berlin, Germany, 1995.
 A. Kwakye, Understanding Tendering and Estimating, Taylor & Francis Ltd., Gower, UK, 1994.
 J. Rast and K. M. Peterson, “Parametric cost estimating for environmental remediation projects,” AACE International Transactions, vol. 9, 1999. View at: Google Scholar
 R. I. Carr, “Costestimating principles,” Journal of Construction Engineering and Management, vol. 115, no. 4, pp. 545–551, 1989. View at: Publisher Site  Google Scholar
 A. Akintoye and E. Fitzgerald, “A survey of current cost estimating practices in the UK,” Construction Management and Economics, vol. 18, no. 2, pp. 161–172, 2000. View at: Publisher Site  Google Scholar
 P. Teicholz, “Forecasting final cost and budget of construction projects,” Journal of Computing in Civil Engineering, vol. 7, no. 4, pp. 511–529, 1993. View at: Publisher Site  Google Scholar
 S.Y. Kim, J.W. Choi, G.H. Kim, and K.I. Kang, “Comparing cost prediction methods for apartment housing projects: CBR versus ANN,” Journal of Asian Architecture and Building Engineering, vol. 4, no. 1, pp. 113–120, 2005. View at: Publisher Site  Google Scholar
 S.H. An, G.H. Kim, and K.I. Kang, “A casebased reasoning cost estimating model using experience by analytic hierarchy process,” Building and Environment, vol. 42, no. 7, pp. 2573–2579, 2007. View at: Publisher Site  Google Scholar
 J. Cho and J. Chun, “Cost estimating methods for RC structures by quantity takeoff and quantity prediction in the design development stage,” Journal of Asian Architecture and Building Engineering, vol. 14, no. 1, pp. 65–72, 2015. View at: Publisher Site  Google Scholar
 S. Z. Doğan, D. Arditi, and H. M. Günaydın, “Determining attribute weights in a CBR model for early cost prediction of structural systems,” Journal of Construction Engineering and Management, vol. 132, no. 10, pp. 1092–1098, 2006. View at: Publisher Site  Google Scholar
 S.H. Ji, M. Park, and H.S. Lee, “Cost estimation model for building projects using casebased reasoning,” Canadian Journal of Civil Engineering, vol. 38, no. 5, pp. 570–581, 2011. View at: Publisher Site  Google Scholar
 S.H. Ji, M. Park, H.S. Lee, J. Ahn, N. Kim, and B. Son, “Military facility cost estimation system using casebased reasoning in Korea,” Journal of Computing in Civil Engineering, vol. 25, no. 3, pp. 218–231, 2011. View at: Publisher Site  Google Scholar
 S. Kim, “Interval estimation of construction cost using casebased reasoning and genetic algorithms,” Journal of Asian Architecture and Building Engineering, vol. 11, no. 2, pp. 327–334, 2012. View at: Publisher Site  Google Scholar
 C. Koo, T. Hong, C. Hyun, and K. Koo, “A CBRbased hybrid model for predicting a construction duration and cost based on project characteristics in multifamily housing projects,” Canadian Journal of Civil Engineering, vol. 37, no. 5, pp. 739–752, 2010. View at: Publisher Site  Google Scholar
 C.W. Koo, T. Hong, C.T. Hyun, S. H. Park, and J.O. Seo, “A study on the development of a cost model based on the owner’s decision making at the early stages of a construction project,” International Journal of Strategic Property Management, vol. 14, no. 2, pp. 121–137, 2010. View at: Publisher Site  Google Scholar
 C. K. Riesbeck and R. C. Schank, Inside CaseBased Reasoning, Lawrence Erlbaum Associates, Hillsdale, NJ, USA, 1989.
 N.J. Yau and J.B. Yang, “Casebased reasoning in construction management,” ComputerAided Civil and Infrastructure Engineering, vol. 13, no. 2, pp. 143–150, 1998. View at: Publisher Site  Google Scholar
 S. Hassim, R. Muniandy, A. H. Alias, and P. Abdullah, “Construction tender price estimation standardization (TPES) in Malaysia,” Engineering, Construction and Architectural Management, vol. 25, no. 3, pp. 443–457, 2018. View at: Publisher Site  Google Scholar
 R. K. Ellsworth, “Costtocapacity analysis for estimating wastetoenergy facility costs,” Cost Engineering, vol. 40, no. 6, pp. 27–30, 1998. View at: Google Scholar
 R. Kirkham, Ferry and Brandon’s Cost Planning of Buildings, John Wiley & Sons, Hoboken, NJ, USA, 2014.
 M. E. Porter, Competitive Advantage: Creating and Sustaining Superior Performance, Free Press, New York, NY, USA, 1985.
 A. Aamodt and E. Plaza, “Casebased reasoning: foundational issues, methodological variations, and system approaches,” AI Communications, vol. 7, no. 1, pp. 39–59, 1994. View at: Google Scholar
 M. T. Hatamleh, M. Hiyassat, G. J. Sweis, and R. J. Sweis, “Factors affecting the accuracy of cost estimate: case of Jordan,” Engineering, Construction and Architectural Management, vol. 25, no. 1, pp. 113–131, 2018. View at: Publisher Site  Google Scholar
 B. Lim, M. P. Nepal, M. Skitmore, and B. Xiong, “Drivers of the accuracy of developers’ early stage cost estimates in residential construction,” Journal of Financial Management of Property and Construction, vol. 21, no. 1, pp. 4–20, 2016. View at: Publisher Site  Google Scholar
 B. S. Everitt, S. Landau, M. Leese, and D. Stahl, “Miscellaneous clustering methods,” in Cluster Analysis, W. A. Shewhart and S. S. Wilks, Eds., John Wiley & Sons, Ltd., Chichester, UK, 5th edition, 2011. View at: Google Scholar
 J. Ahn, M. Park, H. S. Lee et al., “Covariance effect analysis of similarity measurement methods for early construction cost estimation using casebased reasoning,” Automation in Construction, vol. 81, pp. 254–266, 2017. View at: Publisher Site  Google Scholar
Copyright
Copyright © 2019 SaeHyun Ji et al. This is an open access article distributed under the Creative Commons Attribution License, which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited.